Text Size: A- A+

Underutilisation of funds has been the biggest drawback that could further delay Modi’s flagship ‘Namami Gange’ programme.

New Delhi: Union minister for water resources Nitin Gadkari may have claimed that the Ganga will be clean by 2020, but a close look at the Modi government’s flagship ‘Namami Gange’ programme tells a different story.

At an event on 30 August, Gadkari had said most projects under the programme were at advanced stages of completion. His remark came on the back of criticism about “slow progress” in implementing the Ganga cleaning projects, one of the major electoral promises of the BJP before the 2014 Lok Sabha polls.

An analysis of the various projects, being implemented by the National Mission for Clean Ganga (NMCG), shows that underutilisation of funds has been the biggest drawback that could further delay the Namami Gange programme.

For instance, if the money spent is taken as a measure of progress, the most successful (66.81 per cent) has been a project run by the ministry of drinking water and sanitation, aimed at building toilets in the villages around the Ganga.

The next best performing component would be the construction and revamp of the ghats and crematoria along the river, on which 36 per cent of the allocated money has been spent.

However, no work has begun to date when it comes to projects such as institutional development, even three years after the Namami Gange was approved by the BJP-led NDA government.

Similarly, the sewage infrastructure improvement project has shown little progress with only 3.32 per cent of the sanctioned amount spent so far.

Also read: More than 3 years after Modi’s clean Ganga promise, Varanasi is still drinking its sewage

ThePrint takes a look at the progress of the various schemes based on data from NMCG’s July 2018 project status report.

Sewage treatment infrastructure

According to NMCG’s estimates, about 2,900 million litre per day (MLD) of sewage is released into the Ganga every day.

Since May 2015, a total of 66 projects have been sanctioned to construct sewage infrastructure, of which only six have been completed. The money allocated for these projects is Rs 11,176.81 crore, of which Rs 371.47 crore or 3.32 per cent has been spent so far.

The report envisages the creation of a sewage treatment capacity of 1,178.75 MLD. But the capacity created so far is 0.06 MLD. There is a plan to create 2039.75 km of sewage network. Out of this, 53.94 km or 2.64 per cent of the sewage network has been laid so far.

A majority of the projects were sanctioned in 2017. The deadline for most projects ranges from end of this year to early 2020. Until now, there are only five projects in which more than 50 percent work is complete. In fact, 28 projects are still at the stage of tendering.

According to an NMCG official, the delay can be attributed to the fact that in the first two years of the Namami Gange programme — from 2015 to 2017 — an attempt was made to understand why older sewage treatment plants hadn’t functioned optimally.

“For example, now we have decided to switch to a ‘hybrid annuity model’ instead of DBOT (design, build, operate and transfer) model. Under the new model, 60 per cent of the payment to the operator will be spread over 15 years, thus ensuring accountability,” he said.

NMCG, the nodal agency for implementing the Ganga cleaning project, also introduced the concept of ‘one city, one operator’ to improve coordination among various bodies.

According to Shashi Shekhar, former secretary, ministry of water resources, many projects were tendered “very recently” because states didn’t cooperate initially.

“Initially, the new projects based on hybrid annuity model and ‘one town, one operator’ met with a lot of resistance from states,” he said.

“State agencies wanted to implement the new projects themselves. It was after the new governments were elected in Uttarakhand and Uttar Pradesh that the states came onboard,” Shashi Shekhar added.

Both UP and Uttarakhand elected BJP governments to power in March last year.

On average, it takes 24 months to get a sewage treatment plant (STP) to be fully functional after a year-long tendering process gets over.

According to a former NMCG official, another factor that delayed the project was that then water resources minister Uma Bharti was keen on giving the projects to the states for implementation, but senior NMCG officials had opposed the idea.

Also read: Fact check: Arun Jaitley claims in Budget that Ganga cleanup has picked up speed. It hasn’t

“This led to a lot of back and forth. The process got delayed by more than a year,” he added.

The official also pointed out that most states are not capable of executing projects, lack the required funds and “suffer from rampant corruption”.

The former NMCG official also said that because of this a lot of time went into ensuring NMCG became a more empowered organisation, “insulated both from the ministry and the minister” and had the authority to sanction large-scale projects.

Institutional development

Under this, a total of nine new projects have been envisaged at a cost of Rs 773.9 crore. No expenditure has been incurred on these projects until now even though Rs 21.12 crore has been released.

According to the report, Rs 639.97 crore will be given to the Central Pollution Control Board for strengthening its laboratories across states and for setting up a CETP (common effluent treatment plant) in Jajmau on the outskirts of Kanpur to deal with the waste generated by the tanneries in the city.

The administrative approval and economic sanction for the same came through only in June this year and no money has been spent on these projects yet.

According to the NMCG official, these projects were sanctioned last year but there was a lack of clarity on how to proceed with them.

“It was unclear whether the money was to be given to the states for setting up labs,” he said.

“In addition, World Bank funding is also there, so it becomes a sensitive issue. We have to follow their technical specifications and procurement guidelines,” the official added.

However, a former CPCB official claimed NMCG assumed that state boards had the capacity to set up the laboratories themselves, which delayed the project.

Of the total sanctioned amount, Rs 554.00 crore will be spent on setting up the CETP in Jajmau. Tanneries have long been considered a major polluter of the Ganga, discharging at least 50 MLD of untreated waste into the river.

According to Shashi Shekhar, for many years, NMCG had been unable to reach an agreement with the state authorities on what to do with the tanneries.

“The suggestion was to dilute the waste. But we wouldn’t be able to measure that,” he said.

“Whenever there is a hard decision to make, states have their vested interests…also some of the tanneries had political patronage and held the whole thing to ransom,” Shashi Shekhar claimed.

“SPCB wasn’t supporting us. We had to go through various complications to make sure that the environment was conducive,” he added.

Another project envisaged is the establishment of Ganga monitoring centres. No funds have been released for this yet. According to the report, an annual plan for this has been developed and the process to set up a technical committee is underway.

Two of the new projects are aimed at using archival images to reconstruct the Ganga of the past and to create a database of high-resolution images of the Ganga basin. The report maintains that this project is underway.

Project implementation support and research projects

Under this, about 22 new projects have been sanctioned at a cost of Rs 353.53 crore, out of which Rs 93.38 crore has been spent so far. This component mainly includes initiatives such as biodiversity conservation, afforestation and research projects.

This also includes a project worth Rs 7.69 crore, primarily aimed at establishing a monitoring centre and rescue and rehabilitation centres for aquatic wildlife. Of this, Rs 3.12 crore has been spent so far. The progress mentioned in this regard, however, only refers to the celebration of the World Environment Day at the Wildlife Institute of India in June this year.

According to the NMCG official quoted above, this might only describe the progress achieved in a particular month. A look at an earlier NMCG report published in May too, however, shows similar results — it mentioned a five-day workshop on biodiversity conservation and the celebration of the World Forestry Day and the World Water Day.

Similarly Rs 17.14 crore has been sanctioned for “planning the restoration of aquatic species” which will include community-based conservation programmes. Of this, Rs 7.11 crore has been spent so far. The progress described in this regard, however, only mentions a two-day training workshop for officials of Narora Atomic Station in UP and staff of the forest department on ‘aquatic species conservation and Ganga rejuvenation’.

Also read: A Modi promise not kept: Images reveal how a pure Ganga turns disgustingly brown

Another official at NMCG, however, claimed that there is extensive work being done for the preservation of biodiversity which so far includes a baseline survey of the wildlife, collecting data and “training thousands of people”.

Ghats and crematoria

A total of 37 projects related to the construction of new ghats and crematoria as well as the revamp of existing ones have been conceived under Namami Gange. Of these, three projects have been completed so far while four are still under tendering process. Out of the sanctioned money of Rs 722.18 crore, Rs 261.44 crore has been spent so far.

According to the NMCG official, 151 new ghats are being constructed, of which 36 ghats have been completed. The rest will be ready by the end of this year, the official said.

Cleaning of ghats

This includes three projects aimed at cleaning the 84 ghats in Varanasi, 72 in Haridwar and four in other cities along the Ganga.

A total of Rs 43.87 crore has been sanctioned for this project, out of which Rs 8.02 crore has been spent on cleaning the ghats in Varanasi. For the other ghats, only the administrative approval and expenditure sanction has been granted so far.

Asked why ghat cleaning been taken up in a staggered manner, the NMCG official said that the project in Varanasi was the first of its kind and considering the progress it made, a decision was made to extend it to other cities.

River surface cleaning

This involves the use of trash skimmers to clean the river. The sanctioned cost for this is Rs 55.24 crore, of which only Rs 2.05 crore has been spent.

Composite ecological task force (CETF)

The report mentions the creation of a task force comprising ex-servicemen under the Namami Gange programme. It will be involved in activities such as plantation of trees, patrolling of sensitive areas along the river for biodiversity protection and monitoring the river for pollution.

No expenditure has been incurred out of the sanctioned Rs 167 crore on the CETF until now. The report, however, mentions that 141 people have come forward to be part of CETF.

Shashi Shekhar said, it is unclear under what law the taskforce will be empowered to perform its duties.

Bioremediation

According to the report, the Namami Gange programme includes eight projects for bioremediation — the process of using naturally occurring microbes for accelerating the breakdown of pollutants.

A total of Rs 26.94 crore has been sanctioned for this but no money has been utilised to date despite the fact that all eight projects have received administrative approval.

Bioremediation is being used only on an experimental basis currently, the NMCG official claimed.

Construction of toilets in villages near Ganga

Under this scheme, spearheaded by the ministry of drinking water and sanitation, more than 10 lakh latrines have been constructed in 4,465 villages near the Ganga. The sanctioned cost of this is Rs 1,426.26 crore, of which Rs 953.00 crore has been spent so far.

Previous NMCG reports also mentioned a UNDP-run project, aimed at improving rural sanitation in Jharkhand which had been closed. A sum of Rs 127.83 crore was sanctioned for this, of which Rs 5 crore was spent.

The road ahead

In fact, NMCG data accessed by ThePrint shows that Namami Gange got off to a slow start, picking up pace only in 2017-2018.

Only five new projects were approved in 2015-2016 and the expenditure incurred by NMCG was Rs 602.60 crore. The number peaked to 36 projects and expenditure went up to Rs 1,625.11 crore in 2017-2018.

According to a senior NMCG official, things changed substantially after October 2016, when NMCG was empowered to sanction projects up to Rs 1,000 crore. This, according to him, explains why a majority of the projects have been sanctioned in 2017.

“Now, we (NMCG) can sanction projects. The file does not have to move from one place to another,” he added.

Further, it took at least two years to get clarity and plan how to proceed with new projects, he said.

According to a former NMCG official, another reason for the Namami Gange’s now accelerated pace is the speedy decision-making process.

Also read: Ganga cleaning agency to spend Rs 3 crore to build its social media image

“The decision-making process has become much faster now. His (Gadkari’s) main challenge is dealing with environmental flow of the Ganga,” he added.

For 2018-19, NMCG has approved four new projects and the overall expenditure incurred is Rs 825.35 crore until August. The projected expenditure for this year is Rs 3,100 crore.

However, despite all this, experts have expressed reservations about Ganga being clean by 2020.

“The government is beating around the bush and not hitting on the core issue,” said Mallika Bhanot, member of Ganga Ahvaan, a citizens’ forum.

“The flow of the river has been severely compromised. It is not possible to fulfill the aim of rejuvenation until they address this issue,” she added.

Echoing a similar view, Shashi Shekhar said while NMCG could be able to complete most projects by 2020, it is doubtful whether the river will be really clean by then.

“How much water does the Ganga have? The solution to pollution is dilution (of sewage) or ensuring increased flow of water,” he added.

Subscribe to our channels on YouTube & Telegram

Why news media is in crisis & How you can fix it You are reading this because you value good, intelligent and objective journalism. We thank you for your time and your trust. You also know that the news media is facing an unprecedented crisis. It is likely that you are also hearing of the brutal layoffs and pay-cuts hitting the industry. There are many reasons why the media’s economics is broken. But a big one is that good people are not yet paying enough for good journalism. We have a newsroom filled with talented young reporters. We also have the country’s most robust editing and fact-checking team, finest news photographers and video professionals. We are building India’s most ambitious and energetic news platform. And have just turned three. At ThePrint, we invest in quality journalists. We pay them fairly. As you may have noticed, we do not flinch from spending whatever it takes to make sure our reporters reach where the story is. This comes with a sizable cost. For us to continue bringing quality journalism, we need readers like you to pay for it. If you think we deserve your support, do join us in this endeavour to strengthen fair, free, courageous and questioning journalism. Please click on the link below. Your support will define ThePrint’s future. Support Our Journalism

Show Full Article