59 SHARES Share Tweet

Here’s the latest update of the Metro Manila Skyway Stage 3 as of March 2019. The elevated expressway will connect to the North Luzon Expressway in Quezon City and help cut the travel time between Manila and Clark International Airport in Pampanga. It is set for completion next year (2020).

Update from Dmitri Valencia:

Every section of the big project is moving at a good momentum.

ection 2 is moving well, more girders are being installed, the works on Concordia bridge brings bottleneck though. As for the river segment, i am amazed everytime i visit this place. The first part of San Juan river along Bacood, you could see steel coping beams installed. As for the container yard, you can see fast changes. Was lucky to witness the installation of reinforcement cage face to face. It was a very relaxing scene to watch.

As for section 3, the E. Rod – to Quezon Avenue segment is so fulfilling as it used to not move at all, but now it is very busy.

As for the section 4 , the Del monte to Sto Domingo segment is taking a clear shape of what to expect. The private property along A Bonifacio is being remove as of this documentation, and my curiosity has been answered, the structure / building is being removed to make way for the skyway.

The pile boring and column erection along Section 5 is now moving after the opening of NLEX Segment 10.

Will we be hearing a good news on the end of the year? One thing is for sure, every week is a busy full of development week for the skyway stage 3.

Time code:

Sec 1 – 0:64

Sec 1 off ramp – 1:49

Sec 1 steel girders – 3:06

End of section 1 – 3:47

Sec 2A – 5:00

Sec 2B – 8:30

Installation of reinforcement cage / river – 12:54

Sec 3 – 15:26

Sec 4 – 18:57

Private property removal – 24:00

Sec 5 – 27:00



Drone pilot: xvsky | dmitrivalencia



(Visited 325 times, 1 visits today)