luthier1 Member

Join Date: Oct 2012 Posts: 118

Combined Development Update - November 1, 2013



Sorry for a lapse in updates. I am almost comically plagued by internet issues on my trip; could make for a nice story all by itself. Almost considered doing a write-up, but perhaps in a couple of days when there’s no trace of bitterness. Catching a plane home tomorrow afternoon, where a nice PC with a nice Ethernet cable awaits. The things we take for granted.



Anyway, while I was incommunicado, the rest of the team has been hard at work.



We’re going to do a combined update on a bunch of fronts.



The 109 cockpit, shown earlier, is virtually completed. It’s scheduled to be done by the end of next week. Here’s a teaser shot.



We’ll do a full photoshoot once it’s finished and checked.



The 109 external is not nearly as far along. We actually ran into a bit of delay with it, and we’re working double time to catch up. The 109 is still scheduled to be the first new RRG plane to be completed, in time for the closed alpha.



The first step of making an external model for a DCS plane is to make its engine. Even though it’s not something you really see, this is what’s traditionally done first before the rest of the aircraft is built around it. We had an issue with blueprints and references that had us redo a portion of the model, and the engine is generally extremely detailed and elaborate, so we’re about a week behind schedule. The engine is generally modeled and mapped, so we’re ready to proceed with the rest of the aircraft.



I am walking a very fine line here between keeping the fans and the artists happy. This is something I’m sure most of you did not think of at all, but the 3D artists making these models feel very connected to them and have a sense of personal pride, so asking them to show clearly unfinished models is always met with some resistance. I’m not the kind of boss who says “just shut up and give me the model to screenshot.” So, in this case, just like with the 109 pit, we have a modeler who really hates the idea of showing unfinished, “crappy” (in his words) WIP. He really asked to delay showing the engine until it’s shiny and perfect, so this is our compromise.



Please consider this as a general showcase of our attention to detail.



The flight model and the weapons and all the physics stuff for it has been in the works since July, but it's using the P-51 as a stand-in for now. We're rather far along with our physics model of the Bf.109, but obviously that's not something that can be shown with screenshots. We'll probably do some detailed lengthy videos once the 3D model is put in place, in the run-up to the alpha.



Next, we have the current state of the P-47 cockpit. Again, slightly behind schedule there, but really working hard to catch up. No deadline jeopardized, just a bit of an extra crunch in the middle of the project. We expected to just reuse P-51 gauges for the Jug, but ended up having to redo most from scratch. We currently have the canopy framework, the dashboard, and the gunsight, all done from scratch for our brand new P-47D-30. All await the delivery of the last set of factory blueprints for a final accuracy check.



Lastly, here’s where we are with the landscape. Been doing a lot of technical engine-related tasks. Redrew all the roads and crossroads. Redid the canals. Redid the flooded areas once again. Played a whole lot with the trees. Generally the terrain is beginning to look more detailed, but still a long road ahead.



Now, the most important thing I’ve realized over the past two months is that if I was my own employee, I should fire myself as a community manager. I barely have any time to do it, and it creates a very poor impression. Now that we’ve finally received our kickstarter funds (by the way, yay) I really need to hire a more professional community manager. I’ll get busy once I’m back home this weekend. Of course, ideally it would be a member of this community. It would most likely be a salaried part-time position, and the qualifications would include a passion for flight sims, understanding of aviation, and good communication skills. I don’t know if it’s realistic to hope for someone who’s fluent in both Russian and English, but English fluency would definitely be a must, while Russian would be a huge plus.



If you think you might be a good fit based on this preliminary announcement, email me at



With that, I’m off to pack my suitcase. Hope you like the screenshots! Hey folks,Sorry for a lapse in updates. I am almost comically plagued by internet issues on my trip; could make for a nice story all by itself. Almost considered doing a write-up, but perhaps in a couple of days when there’s no trace of bitterness. Catching a plane home tomorrow afternoon, where a nice PC with a nice Ethernet cable awaits. The things we take for granted.Anyway, while I was incommunicado, the rest of the team has been hard at work.We’re going to do a combined update on a bunch of fronts.The 109 cockpit, shown earlier, is virtually completed. It’s scheduled to be done by the end of next week. Here’s a teaser shot.We’ll do a full photoshoot once it’s finished and checked.The 109 external is not nearly as far along. We actually ran into a bit of delay with it, and we’re working double time to catch up. The 109 is still scheduled to be the first new RRG plane to be completed, in time for the closed alpha.The first step of making an external model for a DCS plane is to make its engine. Even though it’s not something you really see, this is what’s traditionally done first before the rest of the aircraft is built around it. We had an issue with blueprints and references that had us redo a portion of the model, and the engine is generally extremely detailed and elaborate, so we’re about a week behind schedule. The engine is generally modeled and mapped, so we’re ready to proceed with the rest of the aircraft.I am walking a very fine line here between keeping the fans and the artists happy. This is something I’m sure most of you did not think of at all, but the 3D artists making these models feel very connected to them and have a sense of personal pride, so asking them to show clearly unfinished models is always met with some resistance. I’m not the kind of boss who says “just shut up and give me the model to screenshot.” So, in this case, just like with the 109 pit, we have a modeler who really hates the idea of showing unfinished, “crappy” (in his words) WIP. He really asked to delay showing the engine until it’s shiny and perfect, so this is our compromise.Please consider this as a general showcase of our attention to detail.The flight model and the weapons and all the physics stuff for it has been in the works since July, but it's using the P-51 as a stand-in for now. We're rather far along with our physics model of the Bf.109, but obviously that's not something that can be shown with screenshots. We'll probably do some detailed lengthy videos once the 3D model is put in place, in the run-up to the alpha.Next, we have the current state of the P-47 cockpit. Again, slightly behind schedule there, but really working hard to catch up. No deadline jeopardized, just a bit of an extra crunch in the middle of the project. We expected to just reuse P-51 gauges for the Jug, but ended up having to redo most from scratch. We currently have the canopy framework, the dashboard, and the gunsight, all done from scratch for our brand new P-47D-30. All await the delivery of the last set of factory blueprints for a final accuracy check.Lastly, here’s where we are with the landscape. Been doing a lot of technical engine-related tasks. Redrew all the roads and crossroads. Redid the canals. Redid the flooded areas once again. Played a whole lot with the trees. Generally the terrain is beginning to look more detailed, but still a long road ahead.Now, the most important thing I’ve realized over the past two months is that if I was my own employee, I should fire myself as a community manager. I barely have any time to do it, and it creates a very poor impression. Now that we’ve finally received our kickstarter funds (by the way, yay) I really need to hire a more professional community manager. I’ll get busy once I’m back home this weekend. Of course, ideally it would be a member of this community. It would most likely be a salaried part-time position, and the qualifications would include a passion for flight sims, understanding of aviation, and good communication skills. I don’t know if it’s realistic to hope for someone who’s fluent in both Russian and English, but English fluency would definitely be a must, while Russian would be a huge plus.If you think you might be a good fit based on this preliminary announcement, email me at luthier1@gmail.com With that, I’m off to pack my suitcase. Hope you like the screenshots! Attached Thumbnails











