2017

September 2017 — Idea to create a multi-activity data center (mining / hosting / housing / application development) powered with renewable energy to completely reduce energy costs;

September/October 2017 — Market analysis and project feasibility;

October/November 2017 — Analysis of the “best location” where to implement the project; project feasibility in relation to costs and tax system;

November 2017 — Development of the auto-switch to automatically select the most profitable cryptocurrencies to be mined; beginning of the development of the “Online Service Marketplace Platform” app;

November/December 2017 — Beginning of the development for the project entailing the realization of data center, wind farm and solar park;

December 2017 — Beginning of the whitepaper creation;

December 2017/January 2018 — Beginning of the final drafting for the wind farm construction in Tenerife;

2018

January 2018 — Beginning of crowdsale planning and general marketing activities in general;

January/February 2018 — End of the auto-switch development;

February 2018 — Negotiations with D-Alix; other negotiations with Chinese companies for the hardware supply;

February/March 2018 — Final project for the wind farm construction;

March 2018 — Whitepaper completion and website creation;

April/May 2018 — Marketing and communication;

From 4 June 2018 to 1 May 2019 — Crowdsale;

July 2018 — Opening of negotiations with major exchange

2019

April 2019 — Company establishment in Tenerife;

2nd quarter of 2019 — Land purchase and beginning of the construction works for data center wind farm and solar park;

3rd quarter of 2019 — Realization of the solar park;

4th quarter of 2019 — Installation of the prefabricated shed; realization of the electric system; start of the wind farm works;

2020

1st and 2nd quarter of 2020 — Solar park testing; end of the wind farm works; testing and launch of the whole structure;

3rd and 4th quarter 2020 — Migration of mining systems to our data center;