Completed Block Explorer and Wallet; completed V0.7.0-Beta WEBAPI optimization.

Last week’s progress update (April 7, 2019)

Release V0.7.0-Beta:

- [Completed] WEBAPI optimization (routing, unit testing)

- [Completed] Contract option and contract standardization

- [Verifying] LIB refactoring

- [Verifying] Proposal and multi-signing function

- [In progress] Random number verification, 50%

- [In progress] Consensus optimization: Dealing with Bad actors, 50%

- [In progress] Implement TODO and bug fixing in Issues

Block Explorer:

- [Completed] Block Explorer/Wallet/plug-in adaptation of the latest version of main chain (completed, to be deployed)

Testing:

- [In progress] Unit testing of each module and adding more details

- [In progress] Integration test

[In progress] Cross-chain asset verification integration test in multi-nodes condition

[In progress] Sidechain module cross-chain verification integration test in multi-nodes condition

- [In progress] Performance test

[Completed] Issue of getting State too slow when LIB is low

Other:

- [In progress] Official website revision, final version confirmed

- [In progress] Development documentation

Plan for This Week:

Release V0.7.0-Beta:

- Continue to work on performing test and bug fixing

- Continue to work on sidechain integration test

- Module self-assessment and clear up questions

Block Explorer/Wallet:

- Block Explorer /Wallet deployment test

- Complete JSSDK support for the latest WebApi version

- Complete wallet design base on multiToken

Other:

- Contract removes reference relationships to other packages

- Implement TODO and bug fixing in Issues