Updated 12/5/2019

The rehabilitated underpass has been reopened for use.

DPW crews will continue to clean up lingering snow, ice, and leaves, and contractors will tackle “punch list” items in the coming weeks, but through access is expected to remain open.

Users should take standard precautions when walking/biking in winter-weather conditions.

Updated 11/22/2019

About half of the railings at the Beacon St. side of the underpass remain to be installed. That work will continue during the week of November 25. Project managers hope to have an estimated reopening date early during the week of November 25.

Updated 11/1/2019

The underpass is now projected to reopen by the end of November. Railings at the stairs have been installed, and others are being fabricated and galvanized.



For additional context about the railings: Field measurements were taken after the new concrete had cured to ensure an absolute custom fit. This method of production ensures the best final product with the longest lifespan.

Updated 10/25/2019

The underpass is expected to remain closed until later this fall. The finished railings are currently being installed as others are fabricated and galvanized.

Updated 10/17/2019

The underpass is currently expected to remain closed for at least several more weeks. About half of the railings have been fabricated to date, and installation is on track to begin during the week of October 21. Once that work has begun, project officials will be able to provide a more specific estimate for when the underpass is likely to be reopened.

Updated 10/10/2019

Contractors are awaiting an order of custom railings. When the order has been fulfilled, the railings will be installed and the underpass will be reopened.

Updated 9/23/2019

Concrete placement has been completed. Custom railings have been ordered and are being fabricated, which is projected to take four to six weeks. Once the order has been fulfilled, the railings will be installed and the underpass will be reopened.

Updated 9/13/2019

Contractors continue to place concrete for new stairs and ramps (pictured). The underpass will remain closed until later this fall.