FF&E stands for furniture, fixtures and equipment. FF&E should meet life safety codes and standards such as for flammability, toxicity, and slip resistance

Just like an iceberg, there's much more to FF&E than meets the eye. Besides, aesthetics, FF&E involves a lot of technical and legal issues, such as flammability and code requirements.

Researching and sourcing FF&E information

When most people think about FF&E, they think of selecting furniture and materials. Selecting appropriate materials and finishes for a project requires considering more than aesthetics. Specifications should be durable, functional, and meet the sustainability, budgetary and life safety needs of the project. It all starts with research.

Researching and sourcing FF&E information can be a long process or quite simple, like finding a dealer who sells a particular model of table or a chair that meets a certain requirement, such as a flammability rating.

Researching requirements can include:

Making an initial selection — Selections that meets the budgetary and design requirements is a good place to start .

— Industry standards — The designer should consider whether an item conforms to industry standards, and whether requirments are mandatory or optional, depending on the location of the project. One of the most widely recognized industry standard is BIFMA the Business and Institutional Furniture Manufacturer's Association.

— The designer should consider whether an item conforms to industry standards, and whether requirments are mandatory or optional, depending on the location of the project. One of the most widely recognized industry standard is BIFMA the Business and Institutional Furniture Manufacturer's Association. Codes / regulations — There may be federal, state or local governance related to FF&E, such as flammability requirements.

— There may be federal, state or local governance related to FF&E, such as flammability requirements. Sustainability — Many sustainable certifications such as LEED require that FF&E conform to minimum environmental standards.

— Many sustainable certifications such as LEED require that FF&E conform to minimum environmental standards. Samples / mock-ups — Actual samples or mock-ups may be provided by a vendor for final approval by the designer and client.

Information sources for FF&E are varied and include:

Library at design firm

Trade magazines

Trade fairs

Manufacturers, dealers & sales representatives

Internet research

Trade associations

Databases

Some of the FF&E types that you need to be most familiar with for the exam include:

Textiles

Some of the criteria you'll need to consider when researching textiles include:

Natural vs. synthetic fibers and their positive / negative attributes and applications

Specialty fibers and their applications

Abrasion resistance and the Wyzenbeek and Martindale tests

Fade-Ometer test

Crocking resistance test

Familiarity with dimensional stability, pattern match, breathability, cushion types, and shrinking

Window treatments

Some of the criteria you'll need to consider when researching wall treatments include:

Shades, blinds, soft window coverings and fixed window coverings; characteristics and operation

Different types of drapery pleats

Drapery fullness and stack back

Wall treatments

Some of the FF&E specifications you'll need to know and look for when researching wall treatments include:

Paint types and applications

Commercial vinyl wallcovering types, standard widths and performing quantity calculations

Fabric wallcovering

Upholstered panels and appropriate materials

Chemical resistance

Cold-cracking and heat-aging resistance

Crocking

Scrubbability

Floor covering

Here are the components of flooring FF&E specifications you need to be familiar with:

Flooring types including carpet, vinyl, stone, wood, tile

Carpet quantity calculations

Abrasion resistance and the Taber test

Tile vitreosity and coefficient of friction

Life Safety and Flammability Testing

Flammability tests are vital to know for the exam. You'll need to know the material application, how tested and what results mean for each. Here are a few of the more important tests:

Architectural woodwork

Some of the FF&E specifications you'll need to know and look for when researching architectural woodwork include:

Millwork vs. finish carpentry

Types of lumber and veneer cuts

Identify different veneer cuts

Types of laminate and substrates

Standing vs. running trim

Nominal versus actual dimensions

Finish types

Detail drawings

Drawings convey an interior designer's design intent. On larger projects, the drawing package includes furniture plans and design details for fabrication.

One example might be illustrating the design of each piece of custom casegoods or other FF&E for a hospitality project.

Furniture drawings

Furniture drawings or furniture plans show furniture locations. Depending on the complexity of the project, furniture may be indicated on its own plan or two plans.

One plan may show existing furniture being re-used and another shows new furniture. Sometimes furniture is shown on the power plan, to show the location of furniture as compared to outlets.

Furniture labeling

Furniture tags on the plan reference the furniture schedule or the furniture specifications.

Labeling may be added manually using AutoCAD or as part of the furniture object or block as in Revit.

Technical specifications

For the NCIDQ Exam, know the difference between types of specifications. Know when each type is appropriate, based on the project requirements and bid process:

Prescriptive specifications

Performance specifications

Proprietary specifications

Base-bid / equal specifications

Descriptive specifications

Reference standard specifications

Cost estimating / budgeting

The FF&E budget is typically separate from the construction budget. The primary reason is the interior designer, not the contractor, handles the FF&E portion of the project.

There are some items that may overlap between the FF&E and construction budget. One example is appliances included in the FF&E budget, which are purchased by the contractor.

Deciding who purchases which items is critical to determine early-on in the project. Besides avoiding confusion, it will affect the budget pricing.

For example, a stove purchased by a contractor may be bought at wholesale cost, but charged as retail plus overhead and profit to the client. However, if a client intends on purchasing it themselves and coordinating delivery, the cost will obviously be lower.

FF&E items typically include:

Furniture

Appliances

Free-standing equipment, such as copiers

Window treatments

Area rugs and entrance mats

Floor and table lamps

Artwork

Plants and planters

Decorative accessories

FF&E budgets include not only the cost of the items being purchased, but can also include:

Professional fees (interior designer's services and consultation fees by other trades)

Taxes, when applicable

Moving costs

Data/communication work

Contingencies

Financing costs and cost of inflation

Cost estimating methods

There are several ways to approach estimating costs. Each approach has its advantages and disadvantages in terms of accuracy and time involved. Some are better used during the beginning, middle, and end of a project. Here's some methods you'll need to be familiar with:

Set fee — Client has a set budget for project, so the designer has to work “backwards” to fulfill the project requirements.

Client has a set budget for project, so the designer has to work “backwards” to fulfill the project requirements. Square footage — This is good for preliminary estimates only and relies on the designer's experience. The square footage of the project is multiplied by a identifier created by the designer that includes all the design elements condensed into a square foot cost.

This is good for preliminary estimates only and relies on the designer's experience. The square footage of the project is multiplied by a identifier created by the designer that includes all the design elements condensed into a square foot cost. Parameter — An itemized budget that lists each component with a quantity, unit price and total price.

An itemized budget that lists each component with a quantity, unit price and total price. Detailed quantity take-offs — Similar to the parameter method, but is a more precise budget determined by measuring the actual built space and multiplying that quantity by a unit price.

The Procurement Process

From PO's to prepayment requirements

You probably know that PO stands for purchase order. Depending on the client-designer agreement, goods are typically purchased in three different scenarios.

Interior designer acts as a reseller of goods because he/she creates the PO, accepts delivery, coordinates the installation, collects money from the client, and pays the vendor. Interior designer acts as a purchasing agent on behalf of the client. He/she writes and submits the PO to the vendor, follows up on the order and coordinates delivery and installation. Interior designer acts as the owner's representative and gives the product specifications directly to a dealer or manufacturing rep, who then creates the PO, arranges delivery, and bills the client directly for payment.

Here are the basic procurement steps. You'll need to know the details of each.

Before a PO is issued, the client is issued a sales agreement (sometimes called a contract proposal). After the sales agreement is signed a PO is issued to the vendor The vendor issues an acknowledgement (or confirmation) of the PO back to the designer. The designer must check all information on the acknowledgement for accuracy. It will show the quantity, description, stock status (or lead/production time), estimated shipping date, method of shipment and cost. After the goods ship, an invoice is sent to the designer (or person who ordered goods) for payment. Sometimes, goods are required to be paid in full prior to ordering. This is usually for designers who haven't established a long-standing credit line or history with a vendor.

Some additional terms you should be familiar with are: packing list, bill of lading, freight bill

Furniture delivery

UCC

UCC stands for the Uniform Commercial Code, and it sets rules for commerce within the US for items that are considered tangible and movable. The UCC code covers sales contracts, product liability, warranties, ownership of goods and risk. While the UCC is a federal governance, designers should also be aware of the state laws in his/her area.

The delivery of goods is regulated by both the UCC and the ICC (Interstate Commerce Commission). Here are some key points to know about delivery of goods:

Common carriers — Offer delivery services to the public. Responsibility of goods is with title holder.

— Offer delivery services to the public. Responsibility of goods is with title holder. Contract carriers — Have contracted delivery services only with particular companies.

— Have contracted delivery services only with particular companies. Private carriers — Own and operate their own trucks to move their own products. Responsibility of goods lies with the private carrier.

FOB

FOB stands for free on board. FOB is followed with another term denoting a location, like “factory” or a destination city or port, such as “Chicago terminal”. This means that the vendor loads it onto the mode of transportation (truck, train, etc.). The title, or ownership, of the goods will transfer to the buyer at the same location.

So, FOB factory means the title of the goods transfers to the buyer at the factory. What's important to know is the shipping costs and risks also transfer at that location. So, the buyer needs to be prepared to pay for the transportation and have the goods insured.

Some other related terms you'll need to know are: FOB factory freight prepaid and FOB destination

Production time and installation / product assembly

Production time is often referred to as lead time. It's the time it the vendor or manufacturer estimates it will take to make the product.

When a product isn't in stock, the PO should indicate the anticipated production / lead time. It's the designer's responsibility to ask whether the lead time estimate includes shipping time to the destination or not and also check periodically check on the order's status.

It is important to know whether products ordered for a project includes installation labor (not just delivery) in the cost – or if set-up is an additional paid service.

For example, if a designer anticipated the systems furniture ordered for a office project included assembly, and the furniture was found sitting in boxes on the job site, the entire project will jeopardized. Not only would additional funds need to be paid for assembly, the project schedule will likely be affected, not to mention a unhappy client.

Furniture installation

For larger commercial interior design projects, there are usually specific responsibilities for the owner, vendor and interior designer, unless spelled out differently in the client-designer agreement.

Here's a common scenario of the responsibility delineations for a commercial furniture installation:

Owner responsibilities:

Preliminary inspection of goods at job site.

Perform an acceptance inspection after completion of installation. If defects are found, the owner must notify the vendor in writing.

Vendor responsibilities:

Prepare purchase orders based on designer's specifications

Prepares order acknowledgements

Supervise and pay for materials/labor associated with completion of work

Warehouses goods between completion and installation (*if agreed on in contract documents)

Accepts risk and loss of goods until owner acceptance or full payment received from buyer

Delivery and installation, and testing of goods (if applicable)

Rectifying any non-conforming or defective goods within 30 days

Interior designer's responsibilities:

Responsibilities can vary in specific contracts, but these are frequently acknowledged and used for both FF&E and construction contracts. These points are based on AIA Document A201 and include but aren't limited to:

Acts as the owner's representative

Assists owner in coordinating schedules for delivery and installation

Can recommend the owner rejects non-conforming work

Reviews shop drawings and submittals for conformance

Prepares change orders for the owner to authorize and approve small change orders if they don't affect cost or delivery delay

Warranties / manuals

Operation and maintenance manuals with product warranties are delivered to the client. The interior designer is responsible for submitting them to the client as part of the project close-out phase.

How helpful was this? Do you have any feedback or suggestions for improvement? Let us know

I passed the Practicum and IDFX! This is knowledge I will be using on a daily basis. A couple of weeks ago I got awarded a hospitality project and now I know what to do from studying for the NCIDQ. Agni Pavlidou-Kyprianou You can pass the NCIDQ Exam.

Join designers like you, and get a free study guide