OgNasty

Legendary



Offline



Activity: 3402

Merit: 2000





I 💚 Bitcoin







DonatorLegendaryActivity: 3402Merit: 2000I 💚 Bitcoin

Re: NastyMining Green Energy Project February 09, 2017, 06:44:12 AM

Last edit: July 01, 2019, 05:58:11 PM by OgNasty #2 TIMELINE OF EVENTS:



1/24/17 - Initial meeting with solar representative to determine project scope.



2/2/17 - Existing thermal panels relocated to provide optimal site for solar installation.



(click to enlarge)



2/3/17 - Site survey performed to gather exact measurements for solar designs.



2/8/17 - Agreement reached with SunPower ® to provide 29 E20 327 watt AC Modules. (



2/10/17 - Engineering design completed. Site plan received.



(click to enlarge)



2/20/17 -





2/22/17 - Solar Installation Application submitted to the electricity company and the home owners association.



3/1/17 - News agency Consolidated Crypto published a story about our Green Energy Project.





3/6/17 - Solar Installation Application approved by home owners association.



3/7/17 - Solar Installation scheduled for March 24th!



3/10/17 - Solar Installation Application approved by electric company.



3/24/17 - Installation of Solar Equipment. City inspection completed/approved.





3/25/17 - Solar Installation has completed! See the drone video of the panels here:





3/27/17 - News agency Bitcoin.com has published a story mentioning our Green Energy Project.





4/7/17 - NastyMining Green Energy Project wins 0.7 BTC in Most Appreciated Post contest on the Bitcoin.com forum!

(source: https://forum.bitcoin.com/topic18281.html)



4/10/17 - Final documents approved by electric company. Ready for meter set.



4/22/17 - New meters installed. System activated!



4/25/17 - Private online monitoring of statistics enabled.





4/26/17 - Pigeon proofing installed! (installed missed panel on 5/22/17)





5/2/17 - 1.2kW wind turbine & grid tie purchased courtesy of



5/25/17 - Thermal panel secondary drain pipe added to resolve issues from relocation. Video:





6/6/17 - 1.2kW 48v wind turbine erected.



6/7/17 - Wiring ran to inverter & grid tie installed. First watt of wind energy generated. Video:





7/12/17 - Gunbot The Automatic Profit Generator for Kraken, Poloniex, Bittrex has sponsored NastyMining with the purchase of a Tesla Powerwall 2. (





7/13/17 - Order confirmed with Tesla. Pictures and information provided for engineering team.



8/2/17 - Powerwall engineering design completed. Site plan received.





8/7/17 - News agency Cryptoinsider published a story about our Green Energy Project.





10/17/17 - Gunbot The Automatic Profit Generator for Kraken, Poloniex, Bittrex has sponsored NastyMining with the purchase of a SportsArt ECO-POWR G510 Indoor Cycle. (





10/30/17 - News agency Newscientist.com published a story mentioning our Green Energy Project.





11/6/17 - Residential Battery Installation Application submitted to the electricity company.



11/22/17 - Residential Battery Installation Application submitted to the city.



2/6/18 - Residential Battery Installation Application approved by electric company.



3/6/18 - Tesla Powerwall 2 Installed!





3/30/18 - Tesla Powerwall 2 passed inspection and is switched on!



11/15/18 - Tesla Powerwall 2 firmware updated to activate energy arbitrage!



3/20/19 - Supports added to Wind Turbine pole for increased stability.



7/01/19 - Inverters replaced on solar panels to increase output and reporting accuracy. - Initial meeting with solar representative to determine project scope.- Existing thermal panels relocated to provide optimal site for solar installation.- Site survey performed to gather exact measurements for solar designs.- Agreement reached with SunPowerto provide 29 E20 327 watt AC Modules. ( link - Engineering design completed. Site plan received. YoBit.net sponsorship to provide wind turbine. ( link - Solar Installation Application submitted to the electricity company and the home owners association.- News agency Consolidated Crypto published a story about our Green Energy Project.- Solar Installation Application approved by home owners association.- Solar Installation scheduled for March 24th!- Solar Installation Application approved by electric company.- Installation of Solar Equipment. City inspection completed/approved.- Solar Installation has completed! See the drone video of the panels here: https://www.youtube.com/watch?v=cKisxNn1ueQ - News agency Bitcoin.com has published a story mentioning our Green Energy Project.- NastyMining Green Energy Project wins 0.7 BTC in Most Appreciated Post contest on the Bitcoin.com forum!- Final documents approved by electric company. Ready for meter set.- New meters installed. System activated!- Private online monitoring of statistics enabled.- Pigeon proofing installed! (installed missed panel on 5/22/17)- 1.2kW wind turbine & grid tie purchased courtesy of YoBit.net - Thermal panel secondary drain pipe added to resolve issues from relocation. Video: https://www.youtube.com/watch?v=jBQ2OVXCRR0 - 1.2kW 48v wind turbine erected.- Wiring ran to inverter & grid tie installed. First watt of wind energy generated. Video: https://www.youtube.com/watch?v=REnlKvo27go - Gunbot The Automatic Profit Generator for Kraken, Poloniex, Bittrex has sponsored NastyMining with the purchase of a Tesla Powerwall 2. ( link - Order confirmed with Tesla. Pictures and information provided for engineering team.- Powerwall engineering design completed. Site plan received.- News agency Cryptoinsider published a story about our Green Energy Project.- Gunbot The Automatic Profit Generator for Kraken, Poloniex, Bittrex has sponsored NastyMining with the purchase of a SportsArt ECO-POWR G510 Indoor Cycle. ( link - News agency Newscientist.com published a story mentioning our Green Energy Project.- Residential Battery Installation Application submitted to the electricity company.- Residential Battery Installation Application submitted to the city.- Residential Battery Installation Application approved by electric company.- Tesla Powerwall 2 Installed!- Tesla Powerwall 2 passed inspection and is switched on!- Tesla Powerwall 2 firmware updated to activate energy arbitrage!- Supports added to Wind Turbine pole for increased stability.- Inverters replaced on solar panels to increase output and reporting accuracy.