Shepherding v3.1

For open source projects, it can be difficult to find balance between a number of factors: the free time of contributors, the desires of the communities using the project, the ability to on-ramp and mentor new contributors, and to provide necessary guidance and feedback.

The Rust Project, and multiple sub-teams and working groups have found success in use of the RFC Process for making informed, high level decisions. However, the RFC process does not address the work necessary for exploratory projects before a decision is made, the work necessary to implement made decisions, or the work necessary to maintain and overhaul parts of the projects in the long run.

To address these needs, I'd like to propose a general concept and approach called Shepherding, which aims to assist maintainers of these projects with this aspect of managing the project. By enumerating core goals and putting a name to concepts, but specifically NOT mandating every aspect of implementation, I hope that this technique can be applied across many teams inside and outside of the Rust Project.

The "Shepherding v3.1" name comes from a blog post written by Niko Matsakis titled Shepherds 3.0, which also does an excellent job describing the motivations regarding these efforts. This post instead makes a few clarifications and additions to the 3.0 post, and aims to be a "reference manual" for the concept, defining terms and important goals, rather than discussing motivations.

Shepherding In Short

Described shortly, Shepherding describes a process of capturing work as tasks, and finding one or more persons responsible for this Task, known as a Shepherd.

By selecting the Shepherding approach, maintainers can provide a consistent, explicitly written process for contributing non-trivial changes to a project, giving a path for potential new contributors.

Shepherding also aims to act as an on-ramp for contributors, giving them:

A list of projects that need assistance

A way to find a shepherd who can assist them with needed mentorship

The ability to suggest improvements, changes, or additions

A chance to lead a project before taking on a larger mentoring/leadership role

Shepherds are expected to be responsible for tracking and guiding the progress of their task, but are not expected to be the sole contributor to this task. Shepherds are expected to typically only be tied to one task at a time, in order to keep all open tasks progressing, as well as to limit the number of tasks open at any given time.

Contributors are expected to take feedback from their shepherd, and to assist in delivering the work described by a single task.

After contributing to a task, the hope is to find new potential shepherds, growing the set of people who feel empowered to assist others in tasks.

Projects can rely on shepherds to give accurate status updates to how any single task is progressing, as well as make informed decisions whether tasks should continue, be considered complete, or that work should stop without reaching completion.

What Shepherding is, and is not

The concept of Shepherding has a few concrete aims:

To address the needs of volunteer driven open source projects To limit the amount of work in flight at once by requiring a shepherd for all tasks To provide accountability and visibility to things that are, and are not, in progress To provide a structure for collaboration, including for established contributors as well as new or prospective contributors To define consistent terminology, allowing members of similar teams (e.g. the Rust Language Team and the Rust Embedded Working Group) to share a common understanding of how each other operates To empower maintainers by giving them tools to manage their projects and manage the expectations of the people requesting changes to their project To empower contributors by giving them documented ways to become involved with the projects

The following are specifically NOT aims of Shepherding:

Shepherding does not aim to be a design or decision making process, at least not in the way that the RFC Process aims to be

Shepherding does not aim to prescribe what SHOULD be worked on. As open source projects are largely volunteer driven, it should provide a structure for people to contribute to things that matter to them, or to fit within already established design processes.

Shepherding does not prescribe a strict implementation, but instead provides a framework that can be adapted to teams with different needs

Shepherding does not aim to be a general purpose management or time tracking framework applicable to companies or non-volunteer projects

Shepherding By Example

The following is a step-by-step guide to setting up Shepherding for a project. For a definition of the terms used here, see the Important Concepts section below.

Step 0: Set up your project

You need to answer the following items for your project:

Who are the shepherds in your team? This could be all or a subset of current contributors in your repository or organization What is tracked for each task? See below for an example template using a markdown file to maintain information about each task Where are tasks tracked? A folder with all tasks in your repo or a separate coordination repository is a great place to start, e.g. a tasks/ folder in your repository, or a tasks repository in your organization

folder in your repository, or a repository in your organization Subfolders for each of the different task states can be useful for organization, e.g. tasks/in-progress/ or tasks/rejected/ How are tasks added, and how is the task state updated? Pull or Merge Requests can be useful for this. Contributors can open PRs to suggest tasks, receive feedback on their proposal, and solicit a shepherd

Pull requests can also be used to update state, either changing information within the task, or moving the task from one state folder to another How can potential contributors solicit a shepherd? Is there a mailing list, chat room, or other venue used by shepherds?

Is it acceptable for potential contributors to directly mention shepherds in the PRs proposing a task? Where and when is status of a task tracked? Does your team have a regular meeting that can be used to discuss all open tasks?

How often does your team need to meet to discuss all open tasks, and what format should updates be presented in? What are the task states used by your project? For example, the following might be a good initial set of states: Proposal - A PR is open and feedback or a shepherd is needed Active - Work is occurring actively on this task On Hold - Work is not active currently, but is expected to resume Rejected - Work is not expected to resume Completed - Work as finished on this task

When and how does a task move from one state to another? What should happen when moving to each state

For each of these questions, you should document the answers in a publicly accessible location, such as CONTRIBUTING.md in your repository. This becomes a central place to point potential contributors who are interested in getting involved.

A Sample Task File

A project could consider adding (or customizing) the following markdown template, which can be used for opening PRs adding a potential task:

# Metadata These items should be filled in on accepting of this task: * (task shepherd) * (who are contributors to this task?) * (link to the external repository/fork/branch where work on this task is occuring) # Background * What is the current problem or shortcoming motivating this task? * What is the relevance to this project? # Suggested Task * What is the desired outcome to address this problem/shortcoming? * What is necessary to achieve this outcome?

Step 1: Proposing a Task

A current or new contributor decides to propose a task to be worked on. The contributor forks the project repository, and copies the task-template.md to the active task folder giving it an appropriate name, e.g. tasks/active/my-new-task.md . The contributor submits these changes as a PR to the open source project.

The contributor initially fills in their proposal, and reaches out to the chat room or mailing list of the open source project, linking them to the open PR proposing the new task.

Step 2: Accepting a Task

Members of the project discuss this task, and provide feedback on the proposed task. Once the proposed task has been refined, an existing contributor with knowledge relevant to this task volunteers to shepherd this task, and adds their name to the task file. Additional contributors also add their name to the task file.

The PR is merged, moving the proposed task to the "Active" state.

Now that the task is active, work on the task is expected to begin. The shepherd and other contributors work on this task in a fork of the main repository, adding or changing things as necessary.

At each of the team's weekly chat meetings, the shepherd gives an update on the progress, even if the update is "No progress this week".

Step 4: Completing a Task

If a task stalls due to time constraints or other outside factors, the shepherd (or anyone else) may submit a PR to move the task file from tasks/active/my-new-task.md to tasks/on-hold/my-new-task.md . In this PR, the task file should also be updated to document why this project is currently on hold, and what would be necessary to unblock it in the future. In this state, the shepherd is no longer expected to give regular status updates at the weekly meeting.

If a task reaches an early end, finding that the task is not possible due to an unforeseen challenge, or simply unable to find people to work on it, the shepherd (or anyone else) may submit a PR to move the task file from tasks/active/my-new-task.md to tasks/rejected/my-new-task.md . In this PR, the task file should also be updated to document why this project has been rejected, and what information would useful for others to understand in the future.

If a task reaches completion, the shepherd (or anyone else) may submit a PR to move the task file from tasks/active/my-new-task.md to tasks/completed/my-new-task.md . In this PR, the task file should also be updated to document the final result, as well as room for further exploration.

Step 5: Iterate

Now that a task has been completed, there is room for multiple potential iterations:

The shepherd could now decide to assist with another potential task

The project may now decide to add one or more contributors to the task to the list of potential shepherds

The project may decide to revise their process around shepherding to better fit their needs, adding or removing task states, or changing how progress is tracked in some way.

Important Concepts

The following concepts are a core part of the Shepherding process:

Teams

A team in the context of Shepherding is a collection of multiple contributors and maintainers working towards a common goal. In practice this could be a single open source project, a collection of related open source projects or libraries, or a subset of a larger open source project.

Tasks

Tasks tracked by the Shepherding process are intended to be larger scale works, with a fixed "end goal", that can be achieved by a group of people, and are not blocked by outside factors outside of a project or the control of the team.

Tasks could include investigation of possible new techniques or approaches, implementation of already decided goals, or refactoring/improvements of existing parts of a project.

Task States

Tasks are expected to have a set of defined states (as in states in a state machine), and a documented way for a task to progress between these states.

Different teams may decide on a differing set and number of states that make sense for them, but all projects should concretely document these states and how they are tracked.

Task Listing

The Task Listing should be a single place where all current and previous tasks should be enumerated. This allows for project-wide visibility on what is currently in progress, as well as the previous tasks that have or have not been successful.

Shepherds

Shepherds are typically members of a project team, and are expected to be responsible for overseeing and providing updates on a task while it is in progress. Shepherds are also responsible for coordinating with anyone working on a given task.

Status updates are a regular check-in of the team with any shepherds actively working on a task. This update could take the form of a mailing list, chat meeting, video call, or in person meeting. These meetings should occur at a scheduled cadence (e.g. weekly, monthly), and they should be open to all contributors to the project.

These updates are intended to give the team visibility on the progress of each task, and allow discussions whether the state of any task should be updated.