v3 Client:

The transactions and portfolio views finished today, with the main market view still in progress. Remaining tasks include finishing the authentication integrations and completing a final list of fixes / miscellaneous changes that appeared during the re-skinning process. As of today, the planned completion date for 1:1 to the IDEO mocks is three weeks.

Contracts / Security Audits:

Next week the contracts are going to begin both internal and external security audits. There will be no new changes made to the contract code outside of bug and vulnerability fixes during this period. We estimate this phase of audits to take about six weeks.

We deployed to Ropsten this morning before discovering the gas limit is set to ~4.7M, while main net is ~6.7M. The good news is that our deployment procedures look good, the bad news is we can’t use Ropsten!

News:

We have been working on a new version of the Augur whitepaper and an in-depth analysis of the Augur security model, something we hope to share with you soon. The bulk of the writing is done, however we still need additional peer review before finalizing anything.

Jack participated on a panel this past week at the D1 conference, and will be presenting again on Friday at Devcon 3. You can catch him around Cancun for the rest of the week!