Final Progress Report as of 5/24/17

Progress Report as of 4/28/17

WORK ZONE:

Greenbelt to Prince George's Plaza; line segment shutdown from April 15 - April 29.

Greenbelt to College Park - U of Md; line segment shutdown from April 30-May 14.

SCOPE OF WORK:

Renewal of rail and power infrastructure on this portion of the Green and Yellow lines, including crossties, track circuit equipment and power cables.



Critical tasks completed during the surge include:

Replaced more than 9,500 crossties

Replaced more than 6,400 linear feet of cover boards

Replaced more than 5,700 fasteners

Welded more than 200 joints

Replaced more than 2,800 insulators

Replaced more than 3,000 linear feet of rail

Repaired more than 80 power cables and more than 70 pigtails



SafeTrack Photo Gallery (Click on photo to view)



