The committee received a status update on the O-Train Confederation Line project. Progress has been made on fleet availability with a recent milestone of 20 trains running simultaneously across the alignment and occupancy permits issued for nine stations.

Project status:



Important points from the update:



All 34 LRV vehicles are completed, however some issues remain to be corrected and fixed.

All 13 stations have received their occupancy permits. Final cleanup is in progress. Most work remaining revolves around decals, stickers, signage, etc.

RTG (Rideau Transit Group) has submitted paperwork for "Significant Completion" (Substantial Completion signifies that the project has advanced to the point where construction and testing is effectively complete). The city and certifier will now review and assess. If accepted, the 12 day test process can commence.