Rehearsals and Two-week Look-aheads

Experience a real-scale, animated simulation of planned work while looking at the physical space in which that work will be completed, giving unique insight for planning and managing safety.

Synchronize with .SP Files

Once reviewed and submitted, task and resource statuses are synchronized with the SYNCHRO 4D model. Anyone with permission can access the schedule updates in near-real-time, ensuring the entire delivery team is informed and productivity is maximized.

Connects directly to SYNCHRO

The updates can be pushed to cloud services through SYNCHRO Workgroup Project (SWP), and the HoloLens can receive the latest model before any reviewing takes place, whether during a meeting in advance or at the jobsite.