FreeBSD 12.0 Release Process

Introduction

This is the release schedule for FreeBSD 12.0. For more information about the release engineering process, please see the Release Engineering section of the web site.

General discussions about the pending release and known issues should be sent to the public freebsd-current mailing list. MFC requests are no longer being accepted for releng/12.0.

Schedule

During the head freeze, the Release Engineering Team may create ALPHA snapshots to publish for testing purposes. As the frequency and total number of the ALPHA snapshots will depend on the length of time the head branch is frozen, no official schedule is provided.

Announcements regarding the availability of the ALPHA snapshots will be sent to the freebsd-current and freebsd-snapshots mailing lists.

Action Expected Actual Description Initial release schedule announcement - 24 April 2018 Release Engineers send announcement email to developers with a rough schedule. Release schedule reminder 6 July 2018 11 July 2018 Release Engineers send reminder announcement e-mail to developers with updated schedule. Code slush begins 10 August 2018 10 August 2018 Release Engineers announce that all further commits to the head branch will not require explicit approval, however new features should be avoided. Code freeze begins 24 August 2018 24 August 2018 Release Engineers announce that all further commits to the head branch will require explicit approval. Certain blanket approvals will be granted for narrow areas of development, documentation improvements, etc. KBI freeze begins 7 September 2018 7 September 2018 Release Engineers announce that all further commits to the head branch will require explicit approval. Additionally, there can be no changes to the KBI until head is branched to stable/12. stable/12 branch 19 October 2018 19 October 2018 Subversion branch created; release engineering continues on this branch. BETA1 builds begin 19 October 2018 19 October 2018 First beta test snapshot. head thaw 21 October 2018 20 October 2018 The code freeze on the head branch is lifted. BETA2 builds begin 26 October 2018 26 October 2018 Second beta test snapshot. BETA3 builds begin 2 November 2018 2 November 2018 Third beta test snapshot. BETA4 builds begin 9 November 2018 9 November 2018 Fourth beta test snapshot. releng/12.0 branch 16 November 2018 16 November 2018 Subversion branch created; future release engineering proceeds on this branch. RC1 builds begin 16 November 2018 16 November 2018 First release candidate. stable/12 thaw 18 November 2018 17 November 2018 The code freeze on the stable/12 branch is lifted. RC2 builds begin 23 November 2018 23 November 2018 Second release candidate. RC3 builds begin 30 November 2018 30 November 2018 Third release candidate. RELEASE builds begin 7 December 2018 7 December 2018 12.0-RELEASE builds begin. RELEASE announcement 11 December 2018 11 December 2018 12.0-RELEASE press release. Turn over to the secteam - 27 December 2018 releng/12.0 branch is handed over to the FreeBSD Security Officer Team in one or two weeks after the announcement.

"*" indicates "as-needed" items.

Additional Information