The Central Organization for Railway Electrification (CORE) has targeted electrification of 2,504 route kilometres of the Indian Railways network in the three months ending 31st March 2020.

The targets were finalized after deliberations were held between Railway Board and CORE officials.

Here is a detailed breakup of the target that CORE has set for itself.

Zone Chief Project Director Section Route KM Target Month Light Engine Trial CRS Trial ECR Danapur Karaila Road-Mahadiya 23 January 2020 10-01-2020 15-01-2020 ER Danapur Munger-Sahibpur Kamal 14 January 2020 10-01-2020 15-01-2020 NWR Ambala Mahendragarh-Sadulpur 91 January 2020 15-01-2020 20-01-2020 WR Ahmedabad Surendarnagar- Dhrangandhara 34 January 2020 20-01-2020 25-01-2020 WR Ahmedabad Surendra Nagar – Dhola -SVKD 202 January 2020 20-01-2020 25-01-2020 ECR Danapur Samastipur-Darbhanga- Jaynagar 106 January 2020 22-01-2020 26-01-2020 WR Jaipur Neemuch-Chittorgarh 52 January 2020 15-01-2020 20-01-2020 NER Lucknow Rajapatti-Chhapra Katcheri 52 January 2020 25-01-2020 30-01-2020 NFR New Jalpaiguri New Jalpaiguri-Raninagar 30 January 2020 25-01-2020 28-01-2020 NWR Jaipur Bassi- Kanakpura 50 February 2020 25-02-2020 28-02-2020 ECR Danapur Karaila road-Shakti nagar 32 February 2020 20-02-2020 25-02-2020 NR Ambala Aonla-Bareily 24 February 2020 15-02-2020 20-02-2020 ER Danapur Bhagalpur-Sahibganj 88 February 2020 25-02-2020 29-02-2020 WCR Lucknow Jukehi-Kaimoor 20 February 2020 15-02-2020 20-02-2020 WR Ahmedabad Viramgam- Surendarnagar 65 February 2020 10-02-2020 15-02-2020 WR Ahmedabad Maliya miyana-Wankaner 96 February 2020 20-02-2020 25-02-2020 WCR Jaipur Gurla-Srinagar 40 February 2020 25-02-2020 28-02-2020 WR Ahmedabad Hapa-Kanalus 35 February 2020 20-02-2020 25-02-2020 WR Ahmedabad Savarkunda-Pipavav 63 February 2020 20-02-2020 25-02-2020 NWR Ambala Hanumangarh-Gogameri 78 February 2020 15-02-2020 20-02-2020 NR Ambala Chau ndasi-Harid uaganj 85 February 2020 25-02-2020 20-02-2020 SWR Bengaluru Hotgi-Vijaypur 93 February 2020 25-02-2020 28-02-2020 ECoR Bengaluru Lanjigarh-Junagarh 54 February 2020 25-02-2020 28-02-2020 ECoR Bengaluru Naupada-Gunupur 90 February 2020 25-02-2020 28-02-2020 SR Secunderabad Thiruvarur-Karaikal port 42 February 2020 25-02-2020 28-02-2020 CR Secunderabad Sangola-Kurudwadi 81 February 2020 25-02-2020 28-02-2020 NFR New Jalpaiguri New Bongaigaon-Dudhnoi 72 February 2020 25-02-2020 28-02-2020 WR Ahmedabad Surendarnagar- Than 47 March 2020 10-03-2020 15-03-2020 WR Ahmedabad Kanalus-Gorinjia 110 March 2020 10-03-2020 15-03-2020 WR Ahmedabad Wankaner-Rajkot 42 March 2020 15-03-2020 18-03-2020 NWR Jaipur Ajmer- Guriya 89 March 2020 10-03-2020 15-03-2020 WCR Jaipur Chanderiya-Parsol i 33 March 2020 10-03-2020 15-03-2020 WCR Lucknow Katni-Satna excl. Kaimoor side line 98 March 2020 15-03-2020 20-03-2020 NR Lucknow Unnao-Bangarmau 50 March 2020 15-03-2020 20-03-2020 NWR Ambala Gogameri-Sadulpur 100 March 2020 15-03-2020 20-03-2020 SECR Lucknow Lamta-Nainpur 35 March 2020 15-03-2020 20-03-2020 ECR Danapur Darbhanga-Sitamarhi 68 March 2020 15-03-2020 20-03-2020 SECR Secunderabad Marauda – Gundardehi 30 March 2020 10-03-2020 15-03-2020 CR Secunderabad Kuruduwadi-Dhoki 90 Total Route KM 2,504

This list does not include projects under execution by other agencies or zones and may overshoot targets depending on availability of safety officials for trials.

CORE has also advised NWR & WR to take trains on electric traction by March end on the following sections.

Sections Zonal Railway Delhi – Jaipur – Ajmer NWR Ajmer – Udaipur NWR Rewari – Ringus – Phulera NWR Rewari – Hanumangarh NWR Bhatinda – Hanumangarh – Suratgarh NWR Mehsana – Pipavav WR Ahmedabad – Surendranagar WR Ratlam – Chittorgarh WR

Like this: Like Loading...