The waterfront secretariat recently held an update meeting on the Bathurst Quay revitalization, scroll down for the schedule and a copy of the presentation!

Construction schedule overview ...





Construction schedule overview

1: Consolidation of traffic operations in ferry queue. Late November 2018 for 2 weeks.

2: Western Channel Dockwall Rehabilitation. March 2019 –Fall 2019.

3: Reduced taxi corral and shared parking lot. Spring 2019.

4: Ireland Park Foundation. Renovations beginning Spring 2019.

5: EireannQuay streetscape improvements. Summer 2019 –Fall 2019.

6: New plaza and open space. Phased construction in 2019 and 2020. Opening expected in 2020 (contingent on timing of environmental approvals).