Progress Report 6/7/17

Final Progress Report 6/26/17



WORK ZONE:

Stadium‐Armory to New Carrollton; Line Segment Shutdown from May 16 - June 15.



SCOPE OF WORK:

Renewal of rail and power infrastructure on this portion of the Orang Line, including crossties, track circuit equipment, and power cables.



The critical tasks completed during the surge include:



Replaced more than 15,700 crossties

Replaced more than 8,800 linear feet of grout pads

Replaced more than 1,200 linear feet of cover boards

Replaced more than 3,000 fasteners

Replaced 2,403 insulators

Replaced more than 2,500 linear feet of rail

Repaired more than 75 power cables and more than 70 pigtails

SafeTrack Photo Gallery (click on photo to view)