Bigelow Expandable Activity Module (BEAM) Ingress and Sampling: FE-6 stowed the Advanced Resistive Exercise Device (ARED) then opened Node3 Aft hatch to ingress the BEAM. Once inside, the crew collected Microbial Air Sampler (MAS) and Surface Sample Kit (SSK) microbial and surface samples and deployed the Radiation Area Monitors (RAMs) delivered on 48Soyuz (48S). The RAMs will remain in BEAM through the end of Increment 50, when they will return for analysis on 48S. The SSK and MAS samples will return on 47S for ground analysis. Following sample collection, FE-6 closed the hatch and returned ARED to its nominal configuration. BEAM is an experimental expandable capsule that berths with the ISS. After docking, BEAM inflates to roughly 13 feet long and 10.5 feet in diameter to provide a habitable volume where a crew member can enter.

Airway Monitoring: FE-5 changed out the Low and High Nitric Oxide (NO) Analyzer sensors, then proceeded with configuring the cameras and experiment hardware for the reduced pressure data collection session tomorrow. The primary goal of the Airway Monitoring experiment is to determine how gravity and microgravity influence the turnover of Nitric Oxide (NO) in the lungs. During future manned missions to the Moon and to Mars, airway inflammation due to toxic dust inhalation is a risk factor. Since dust may cause airway inflammation and since such inflammation can be monitored by exhaled NO (Nitric Oxide) analysis, the present study is highly relevant for astronaut health in future space programs.

Radiation Area Monitor (RAM) Deploy: The crew installed 17 Area Dosimeter throughout the ISS to measure space radiation. They took photographs of each Area Dosimeter for ground verification purposes.

FLame EXtinguishment (FLEX)-2 Operations: FE-3 removed the Combustion Integration Rack (CIR) alignment guides to enable ground teams to initiate the FLEX-2 experiment. Following the troubleshooting and checkout that occurred last week, ground teams plan to run the experiment using decane fuel for four weeks.

The Flame Extinguishment – 2 (FLEX-2) experiment is the second experiment to fly on the ISS which uses small droplets of fuel to study the special spherical characteristics of burning fuel droplets in space. The FLEX-2 experiment studies how quickly fuel burns, the conditions required for soot to form, and how mixtures of fuels evaporate before burning. Understanding these processes could lead to the production of a safer spacecraft as well as increased fuel efficiency for engines using liquid fuel on Earth.

Cygnus Ingress: Cygnus ingress was scheduled to occur on Thursday, October 27th. However, yesterday the crew was able to get ahead with the Cygnus activities and they removed the Controller Panel Assemblies (CPAs) and opened the Cygnus hatch.

Urine Processor Assembly (UPA) Pressure Control and Pump Assembly (PCPA) High Pressure Anomaly: During a UPA process cycle yesterday, two pressure sensors inside the PCPA showed a rise in pressure values. Ground Controllers pre-emptively took the UPA to standby, and then to shutdown to avoid having the Fault Detection Isolation and Recovery (FDIR) take action. Currently the UPA is in a stable configuration. Initial review of data by the UPA specialist indicates that the PCPA may have failed. There are two spare PCPAs on orbit and a third launching on OA-7. The Waste and Hygiene Compartment (WHC) will be configured from supplying UPA to internal EDV.

Today’s Planned Activities

All activities were completed unless otherwise noted.

KONYUGATSIYA. Mode [ТБУ-в No.2] thermostat to +29°С

Close SM window covers ##6,8,9,12,13,14 Refer to comment 6

ISS CREW/SSIPC Management CONFERENCE

USOS Window Shutter Close

Water Recovery Management (WRM) Condensate Pumping Initiation

KONYUGATSIYA. Retrieve REKOMB-K from thermostat (+4 deg C) and install into thermostat @+29 deg C. Specialist conference

KORREKTSIYA. Logging the liquid and food (medicine) intake parameters

Handover of Increment 49/50 Crew

PRODUTSENT. Retrieve from [ТБУ-в №04] thermostat (+4 deg C) and install into [ТБУ-В №02] thermostat (+29 deg C).

Soyuz 731 [АСУ] activation

Fine Motor Skills Experiment Test – Subject

PRODUTSENT. Take pictures of BIOEKOLOGIYA box location inside [ТБУ-в №02] thermostat

Soyuz-731 pre-undock [СУДН] (motion control system) #2 test.

Deinstall [СА1,2] TV cameras and [СГ2-14В] lights in Soyuz 732 [СА] (prepare deinstalled 4053702006 and 4053702007 TV cameras for return on Soyuz 731. [СГ2-14В] lights are to be returned on Soyuz 731. Update the IMS)

KONYUGATSIYA. Process activation, insertion into ТБУ-В @+29 deg C.

remove Items in Front of N3A for Hatch Access

Photo/TV N3/BEAM Camcorder Setup

XF305 Camcorder Setup

Switch SM Kurs-P cables from MRM2 [АФУ] DC1 [АФУ] – handover

Switch SM Kurs-P cables from MRM2 [АФУ] DC1 [АФУ]

MATRYOSHKA-R. Transfer [СПД] passive assemblies from Soyuz 732

ARED Platform Fold

JAXA PCG Canister Bag CBEF Micro-G Installation

BEAM Ingress

MATRYOSHKA-R. Transfer [ФАНТОМ] set from Soyuz 732

Fine Motor Skills Experiment Test – Subject

LОДНТ training session (PRELIMINARY).

[АК-1М] air sampling during BEAM entry

Deploy PS-120 JUNCTION BOX into Air Lock to support Airway Monitoring activity.

MATRYOSHKA-R. Outfit [ФАНТОМ] set with detectors, transfer and install in MRM1. Specialist conference when required

Radiation Area Monitors (RAM) Deployment

ОДНТ training sessions (PRELIMINARY) – assistance

Photo TV Airway Monitor A/L Video Setup

Sensor Changeout

Microbial Air Sampler (MAS) Kit Sample Collection

Total Organic Carbon Analyzer (TOCA) Water Recovery System (WRS) Sample Analysis

VEG Series Experiment On-Board Training.

XF305 Camcorder Setup

Intracranial Pressure & Visual Impairment (IPVI) Face Photo-taking

Surface Sample Kit (SSK) Collection/Incubation

VEGGIE Software On-Board Training

Airway Monitoring Setup

MATRYOSHKA-R. Photography

Prepare items for return on Soyuz 731

Combustion Integrated Rack Alignment Guide Removal

BEAM Cleanup and Egress

KONYUGATSIYA. Activation completion, deployment in thermostat @29 deg C. Specialist conference

KONYUGATSIYA. Photography during deactivation. Specialist conference

Auxiliary Laptop Computer System Virus Definition File Update

CARDIOVECTOR. Science ops run. Specialist conference

ARED Platform Unfold Back to Nominal Position

CARDIOVECTOR. Photography during the science operation

Return Items Back to N3A Location That Were Removed for BEAM Ingress

Gas analyzer deactivation in Soyuz 732

Meteor GFCI Reset

Equipment preparation for PAO

Crew preparation for PAO

Intracranial Pressure & Visual Impairment (IPVI) Face Photo-taking

PAO with All-Russia Space Educational Month in Orlyonok camp (Ku+S-band)

KONYUGATSIYA. Retrieve from thermostat (+29 deg C) and install into thermostat @+4 deg C.

KORREKTSIYA. Logging the liquid and food (medicine) intake parameters

FENIKS. Transfer [ФАНТОМ] sets from Soyuz 732

Total Organic Carbon Analyzer (TOCA) Sample Data Record

Intracranial Pressure & Visual Impairment (IPVI) Medical Conference

Soyuz descent training

Soyuz-731 descent OBT, return cargo content and stowage consultations

Cygnus Cargo Operations Review

FENIKS. BIOEKOLOGIYA bags stowage Specialist conference

Crew Departure Preparations for Return to Earth

FENIKS. Stowage site photography

Radiation Area Monitors (RAM) Deployment

BIOPLENKA. Turn on KRIOGEM093 thermostat to +37°С

СОЖ maintenance

Intracranial Pressure & Visual Impairment (IPVI) Medical Conference

IMS Delta File Prep

ISS Crew Adaptation

Centerline Berthing Camera System (CBCS) Stow

Soyuz 731 IRIDIUM telephone charging – setup, charge init (ФГБ1ПГО_2_224_1, CTB №1017 (002857J), soft bag (00044322R))

Soyuz 731 IRIDIUM telephone charging – charge monitoring

Soyuz 731 IRIDIUM telephone charging – charge term

Soyuz 732 IRIDIUM telephone charging – charge init

KORREKTSIYA. NEYROIMMUNITET. Science ops setup

ISS Crew Orientation

Soyuz 732 IRIDIUM telephone charging – charge monitoring

Soyuz 732 IRIDIUM telephone charging – charge term, deinstall

AIRMON Power Off

Advanced Resistive Exercise Device (ARED) Cylinder Flywheel Evacuation

Airways Monitoring Briefing

MELFI Overview OBT

Exercise Data Downlink via OCA

Space Headaches – Daily Questionnaire

Increment 48 Plaque Hanging

Airways Private Medical Conference (PMC)

BIOPLENKA. Fix KONSKANTA No.4-1 tape cartridge and insert into [ТБУ-В №04]. Insert KONSTANTA into KRIOGEM-03 for incubation.

BIOPLENKA. Photography of the samples in the thermostat

NEYROIMMUNITET. Saliva sampling

NEYROIMMUNITET. 24-Hour EKG Recording (start)

Preparation for the Antivirus Scanning of [ВКС] Laptops

KORREKTSIYA. Logging the liquid and food (medicine) intake parameters

Completed Task List Items

WHC KTO Replace

Ground Activities

All activities were completed unless otherwise noted.

47S Thruster Test

MSS Powerup, SSRMS Ungrapple Cygnus and Maneuver to Park Position

Three-Day Look Ahead:

Tuesday, 10/25: Emer H/W Fam, Veggie-3, Airway Monitoring

Wednesday, 10/26: Soyuz Drill, Neuromapping, Dosetrack, Meteor, JAXA EPO

Thursday, 10/27: Airway Monitoring, Handover

QUICK ISS Status – Environmental Control Group: