Hi,

Another update on 2.35.

1) build3 was ‘somewhat’ done but needs to be rebuilt due to some misconfiguration on my part. It doesn’t mean that build3 is a bust. It isn’t. It’s just that it’s uploading the files to the wrong places. (First time it uploaded was to the nightlies tree. :P)

2) l10n repacks needs fixing. I’ve been told it won’t require a build4(read: Callek’s gonna do his cset magic), but I guess we shall see.

3) Once the repacks are done, the *real* work is on getting the CVS-based-system-now-migrated-to-Mercurial part of the release process working. But thankfully, this part is automated, so I won’t be the reason for the slow down.

Again, thanks for your patience while I work on this.

:ewong

NB: Due to my concentrating on getting the release done, I haven’t done a single Windows nightly in a while, and even then, it was in fit and starts due to tree bustage. I humbly apologize for that (for the not getting a windows nightly released… not the tree bustage. )

NB2: Comm-central AND comm-aurora are in a painful state due to a bunch of interrelated bugs, so there haven’t been any builds or nightlies in some time. While the patches are up for review(iirc), it just needs time to review them and I could do a post-land-review, but these patches *also* affect the Release builds and I think it was a good idea NOT to fix those bugs (at the sacrifice of c-c and c-a). But once this release is done, we *will* fix the tree.