We’re full steam ahead on refactoring and improving the networking code.

My goals are

End of this week

Peer discovery refactor merged

new endpoints ready and refactor of exit signup refactor (getting meta)

new dashboard ready

next release going into test

End of this month

Testnet Aragon stuff and TCR online

early subnet dao blockchain integration in test

Early next month

Reviews and refactors in guac

On chain integration of payments

End of next month

testnet payments

I think this is moderately aggressive but eminently doable.

@ttk2 :

Working on

CTO/Buisness stuff and management, will take up review of tunnel manager soon

Better firmware CI blocked on Travis hating long builds. Need to find a solution (the dreaded Jenkins?) containerized firmware builds on the other hand are a go and should be merged.

@drozdziak1

Working on

The register endpoint has evolved into a refactor of the exit management code in the same pattern as the TunnelManager refactor. Hopefully it comes out as well.

Todo

Improved dynamic topology CI for Rita

release management shenanigans

@Adam_Soltys

Working on

Working on integrating the new endpoints, gave an end of the week ETA which is great!

Todo

Dashboard smoothness, high latency endpoints need some compensation

Dashboard liveness, the exits endpoint provides a lot of cool debugging features that should be presented to the user helpfully.

Layout and design improvements

@Josh

Working on

Waiting on testing builds from the rest of us.

Sebastian

Working on

After some discussion today we decided that POA was unneeded as the basic ETH testnet should be good enough for us. Sebastian is now working on setting up Aragon and picking up the subnet dao development.

Michal

Working on