Soyuz 55S status: 55S successfully launched yesterday at 11:12:39 GMT. The vehicle is progressing toward a nominal docking to the ISS tomorrow at 8:07 CDT (13:07 GMT).

Food Acceptability: A crewmember completed a Food Acceptability questionnaire today. The Food Acceptability investigation seeks to determine the impact of repetitive consumption of food currently available from the spaceflight food system. Results will be used in developing strategies to improve food system composition to support crew health and performance on long duration missions.

Atmosphere Space Interaction Monitor (ASIM): ASIM Low Energy Detectors (LED), also called Cadmium-Zinc-Telluride (CZT) crystals detectors, are not responding as expected in daylight. As part of the on-going ASIM commissioning, science teams requested use of the Mobile Servicing System (MSS) to illuminate the foil covering the detectors and therefore check the response from a known light source. This afternoon, robotics ground controllers will position and configure the MSS to provide the requested illumination. During this task, they will also capture pictures of ASIM from different angles to identify/detect any potential damage or contamination to the instrument.

Extravehicular Activity (EVA) Preparations: Today the crew continued configuring EVA tools and equipment needed during the upcoming US EVA #51 Node 2 External Wireless Communications (EWC) planned for June 14th. They charged GoPro batteries, performed a Rechargeable EVA Battery Assembly (REBA) checkout, and reviewed detailed procedures in the EVA Briefing Package. A procedures conference with ground-based EVA specialists completed today’s EVA activities.

Today’s Planned Activities:

All activities are complete unless otherwise noted.



Acoustic Monitor Data Transfer and Stow

HRF 2 Troubleshoot Disconnect

Regeneration of Micropurification Unit (БМП) Ф2 Cartridge (start)

Extravehicular Activity (EVA) Tool Configuring

Review TV Coverage procedure Hatch Opening in MRM1 and Expedition 56 Arrival.

On-Orbit Hearing Assessment (O-OHA) with EarQ Software Setup and Test

Wetlab Software Check

Inspection and video recording of ВПТ, ВБП1, ВБП2 Fan Installation Location.

Spaceflight Cognitive Assessment Tool for Windows (WinSCAT) Test

IMS Tagup (S-band)

Total Organic Carbon Analyzer (TOCA) Water Recovery System (WRS) Sample Analysis

Vacuum Cleaning ВД1 and ВД2 air ducts in DC1

INTER-MAI-75. HAM Radio Hardware Activation

СТТС Configuration for MRM1

SEPARATION. Distillation in manual mode.

WRM wasterwater bus QD09 checkout and video/photo documentation

Comm reconfig for nominal ops

Water Resource Management (WRM) Resupply Tank (RST) Pumping Init

HRF2 Supply Kit Inventory

СОЖ maintenance

Wastewater Storage Tank Assembly (WSTA) Fill

Resupply Tank (RST) Pumping Terminate

Extravehicular Activity Glove Logistics

IMS Update

Photo TV EVA Go Pro Battery Charging

Food Acceptability Questionnaire

Total Organic Carbon Analyzer (TOCA) Sample Data Record

Charging EVA Camera D4 Battery

Rechargeable EVA Battery Assembly (REBA) Installation

INTERP-MAI-75. Equipment deactivation and cleanup

Rechargeable EVA Battery Assembly (REBA) Powered Hardware Checkout

CQ outfitting for the arriving crew

Extravehicular Activity (EVA) Procedure Review

Extravehicular Activity (EVA) Procedure Conference

Completed Task List Activities:

None

Ground Activities:

All activities are complete unless otherwise noted.



BCC Checkout mode configure

SSRMS Operations

HRF2 Rack Update

Three-Day Look Ahead:

Friday, 06/08: 55S docking, BIOLAB glove exchange, EVA tool config, EVA GoPro setup, ISS Safety Briefing, Plant Habitat -1 Science Carrier Install

Saturday, 06/09: Weekly Housekeeping, Crew Off Duty, ISS Crew Handover

Sunday, 06/10: Crew Off Duty, ISS Crew Handover

QUICK ISS Status – Environmental Control Group: