DADI status report

Q4 2017

Welcome to the first of what will be quarterly status reports. We will be publishing these high-level updates each quarter to help keep the community across development progress. The status reports are in addition to our fortnightly roadmap updates and ad-hoc release notices.

Delightfully (and not by design we promise!), we are running some way ahead of schedule this quarter. The beta release of Publish is with us and we have reached significant milestones for API, Web, CLI and Queue. (The latter two were original pegged for Q1 2018.)

We’ve built a testing platform for core network components (Stargates, Gateways and Hosts) and will be installing them in a secure facility and performing live tests in the coming months.

For the full DADI roadmap, visit https://dadi.cloud/en/roadmap/

Delivered to date in Q4

Our first Stargate

Build completed November 06th 2017

These are the internals of Stargate 1:

It’s a high spec custom build designed as a test bed for network performance (throughput, latency, messaging etc.) in a small (c10 Host) decentralised network. It’s early days, but we’re making strong progress and will be publishing much more on this front in the coming weeks and months.

Beta release of Publish

Delivered October 10th 2017

First full public Beta of DADI’s publishing interfaces. This is a production ready build, complete with baseline test coverage.