Updated December 12, 2016 at 3:00 pm and at 4:25 pm: Details of the works planned for the west end of the Queen line during 2017 have been added to this article.

The planned service changes for January 2017 bring major restructuring of two routes, and a troubling indicator about the general availability of vehicles for TTC service.

Bus Availability

Several routes will have AM peak service cuts because there are not enough buses to operate the service. None of these will push the service over the loading standards, and these could be thought of of “trimming” excessive service. However, the explicit reason given is the lack of buses.

This is partly due to the slow delivery of new streetcars and to the operation of buses on many streetcar routes either to make up for missing fleet, or to cover for construction projects, but also because of additional demands for spare buses for maintenance.

Streetcar Availability

At the time of writing this article, car 4429 is about to leave Thunder Bay. This leaves Bombardier on track if they push out one more car to hit their much-revised delivery target for 2016. However, the rate of deliveries is not expected to speed up until the second quarter of 2017 and so it will be some time before we see streetcars return across the system.The shortage is partly due to late deliveries and partly to the increased need for cars in maintenance for rehabilitation pending receipt of more Flexitys.

As of January, the following routes or portions of routes are operating with buses:

502 Downtowner and 503 Kingston Road

501 Queen (bus operation west of Sunnyside Loop to Long Branch)

504 King (bus trippers)

511 Bathurst

Effective January 8, 2017, the 501 Queen service will operate with streetcars only between Sunnyside Loop and Neville Loop. A bus service will run from Long Branch Loop via Lake Shore, Windermere, The Queensway, Queen and Dufferin to Dufferin Loop. The same arrangement will be in place for night service, and so riders bound west of Roncesvalles will have to transfer to the night bus.

Beginning in the spring, The Queensway right-of-way will be rebuilt over its entire length including the bridge at the Humber River, the “Long Branch” side of Humber Loop will be rebuilt, as will the track from Humber Loop west to Dwight and Lake Shore (just at the point where Lake Shore straightens out). Streetcar service is not expected to resume until late in 2017 January 2018.

Update: The timing for various components of this project, tentatively, is:

Queensway track from Claude to Humber Loop will be rebuilt in concrete rather than with open ballast as at present. This work will occur over much of the construction season.

City work on the Humber River bridge will also run through the construction season.

Track on Lake Shore from Humber Loop to Dwight will be replaced in the spring.

A new substation will be installed at Humber Loop in the summer.

Track at Humber Loop and through the tunnel to Lake Shore will be replaced in the late summer and fall.

There are no plans at this point to change the stop at Parkside Drive which is not accessible.

Further to the above, the TTC advises that “most of the track work west of Humber Loop is the replacement of the rail and top layer of concrete only, and so the alignment does not change.”

[Thanks to Scott Haskill at the TTC for these details.]

A separate project to rebuild and reconfigure The Queensway east of Parkside to Roncesvalles, including replacement of the intersection and the junctions with the carhouse, is planned for 2019.

Concurrent with this change, some of the bus trippers on 504 King will revert to streetcar operation. Also, the 80A Queensway service to Keele Station will operate at all hours rather than cutting back to Humber Loop to preserve a connection with the 501 Queen bus service.

Metrolinx Construction on the Eglinton LRT

This project continues to affect more routes whose schedules have been adjusted mainly by giving more running time and stretching headways.

The major change in this regard is that the 25 Don Mills route will be split on weekdays at Don Mills Station into two separate routes so that construction delays on the south end of the line do not affect service north of Sheppard. The service levels on the 25 Don Mills local buses and 185 Don Mills Rockets have been slightly adjusted to reflect greater demand on the locals.

2017.01.08_Service_Changes