Roadmap

According to Delay in deployment of AMB-NET — Revised Short-Term Roadmap:

A) Technical team revises the code, based on the issues flagged by QA / security audits.

B) Repeated Security Audits are performed.

C) If all security audits indicate full safety, Wave 0 will be onboarded on main-net.

D) If only blockchain security audits indicate full safety, we may consider onboarding Apollos and Atlas nodes, without launching Hermes nodes. In that scenario until Hermes nodes are launched (Hermes are the nodes generating bundles), there may be additional temporary smart contracts deployed that would redistribute block rewards to Atlas nodes in lieu of the missing heartbeat bundles. Hermes nodes would be properly activated within 1–2 months after onboarding of these nodes.

E) Associated product releases (Wallet, Bridge, Explorer, Dashboard) are all dependent on the successful deployment of main-net with external nodes. As such, some of these products are likely to be released on test-net in January (in particular, explorer and dashboard), while the other two would be released jointly with onboarding of external masternodes on main-net, which would require both the bridge and wallet to function.

F) Final edits and tweaks to the technical videos, further research and testing of smart contract based solutions and applications.

G) Deepen discussions with current clients, begin implementation and testing of industrial solutions where applicable, and continue outreach to high-value and niche markets. New team member to join shortly.