1. The cases

FormAction will finish the moulds. The stylus holder has already received a simple fix (to make it work properly). The last thing to tweak are the shoulder buttons. They are the most complex part - it was the same with the Pandora. I've shown them and my contact exactly WHAT's important about the shoulder buttons. He will supervise their changes and make sure they work as they should.





They will produce 500 sets of transparent cases (which will be sold in the shop). They will be sold in the shop, so you can use them to build a transparent Pyra, put them onto a shelf or whatever. The production run of 500 cases is included in the contract we have with them. The transparent cases have no issues with discolorizations or shrinking marks.





The moulds will then move to the new company. They are a lot more experienced with different materials. I've got a fibre-glass enstrenghtened SNES-cartridge shell from them and it's almost impossible to break!

2. The mainboard and CPU board

A few days have passed since I came back from Greece, and quite a lot has happened.Sorry for not posting earlier, but I first had to catch up with all the work that has stacked up while I was in Greece and then there was the preparation for the Black Friday (and shipping over 100 orders I received in my shop...)It's Sunday night in Germany now, and I finally find the time to summarize everything that has happened.This is just a summary of the results from my visit in Greece. If you fully followed the thread about it, there's nothing new in here (yet).So much for the cases, now onto some more very important parts...The bare PCBs of the mainboard with all known fixes and the Wifi improvement have finally arrived at Nikolaus' place!The prototype PCB production facitily took 1 - 2 weeks longer than usual, but now it's here:These pictures are already a few days old - Nikolaus has already populated the boards and will test the fixes soon.If all goes well, no more changes are needed and this is the exact same board that will go into mass production.The CPU board layout has also been almost fixed!Nikolaus vastly improved the area for the DDR3 and Juliano already simulated the new data and confirmed that the memory should now work properly. No more voltage drops or too much noise, everything is within specs now.There's one last area which affects the OMAP5 (not the memory) that would be great to receive some improvement.We haven't had any issues with the OMAP5 yet, so it might not be needed, but it's better to optimize that area as good as possible as well.Nikolaus is already working on that - and Juliano is ready for another simulation.So we might have a final, fully optimized PCB layout finished by the end of this week.Then it's time to produce them and make sure the 4GB RAM is working fine...Well, and that's it for the PCBs. I'll certainly make three crosses when they're done and mass production starts.That's it!Short but important news