1. Electronics Design (PCBs) (95% done);

2. Keymat (99% done):

3. LCDs (100% done):

4. Nubs (100% done):

5. LCD Cables (100% done):

6. Cooling (95% done):

7. Batteries (100% done):

8. Other things:

Hiya,as promised (and as it has been asked for quite for a while), here's the current status of all the things that remain to be done.First a quick update regarding the case:We're waiting for a good material to arrive. It's scheduled to arrive this week, so a test run to see how well the moulds work will be done early next week.Let's take a look at the other parts:Fully done, unless a developer finds a serious issue with one of the prototypes I'm currently building.GC will receive the new design files soon so that they can precheck them for any mass production issues.Already in mass production, so fully done as well.2000 are lying around at GC, more are already in production.10000 lying in my officeShould be enough3000 lying in my office, so done as well.Design for the metal plate is done, design for the heatpipe (or heatstrip?) is done.Production of the metal plates is basically also ready, but we need to wait until the case has been fixed to know how thick it can be. But metal plates are readily available in all thicknesses and the plates are being laser cut, so production would take a weekThe design for the heatpipe needs to be sent to the manufacturer (working on that) so that they can cut some samples and then mass produce them on confirmation. The design is finished, I just need to convert it into a format the manufacturer can use and recheck itWe've got 3000 which are waiting to be usedThat's mostly the status since summer last year (except for some fixes made to the design requested by GC to improve the mass production quality). The major holdup was the case - as without the case, I couldn't build more prototypes and we couldn't make the final tests and confirm that everything is fineAnd as the Pyra turned out to be more expensive to create than planned, I had to make sure my shop is running fine to pull in more money. So I didn't have as much time as planned (which is also the reason I haven't finished building the prototypes with the cases I now have yet).But I've already updated the prototype PCBs to resemble the latest version (one resistor had a wrong value, limiting the charging to 1.4A), so that step is done as well.I also need to test various strong magnets for the lid switch. The one I currently used is too weak, but there are a lot more stronger available.So yes, we're now all waiting for the case fixes - and more testing.Softwarewise, a LOT of work is still left, that's for sure. Which also made testing the hardware take longer than expected (if something doesn't work, is it the software or the hardware?)But Debian is working fine, with apt to install things, so it's definitely already usable.I'll try to finish the prototypes ASAP so I can ship them out.I noticed that I'm getting a bit old though, back in Pandora days, having 3 or 4 hours of sleep each day for weeks wasn't a problem, these days I'm getting tired more often... but I'll try my best (without dying