Heads-Up: Schedule for 9.2-RELEASE

It was brought to our attention that this was not announced on -stable before now. That is my fault. This is a reminder that the Code Slush (aka "Feature Freeze") for 9.2-RELEASE is in effect. The Code Slush is different from the Code Freeze in that you do not need to ask re@ permission for every commit, however with Code Slush we ask that you stop adding new features and focus more on fixing any issues in the existing code. As a reminder, the schedule for 9.2-RELEASE is as follows: stable/9 slush: July 6, 2013 stable/9 freeze: July 12, 2013 BETA1 build starts: July 19, 2013 BETA2 build starts: July 26, 2013 RC1 build starts: August 2, 2013 RC2 build starts: August 9, 2013 RC3 build starts: August 16, 2013 RELEASE build starts: August 23, 2013 RELEASE announcement: August 31, 2013 If you are aware of any problems in stable/9, please let re@ know. Glen On behalf of: re@ -------------- next part -------------- A non-text attachment was scrubbed... Name: not available Type: application/pgp-signature Size: 488 bytes Desc: not available URL: <http://lists.freebsd.org/pipermail/freebsd-stable/attachments/20130709/b5bd0c7f/attachment.sig>