No science operations; crew off-duty.

Systems:

SpX-19 Unberth/Release: The SpX-19 Dragon vehicle was robotically released from the Space Station Remote Manipulator System (SSRMS) at approximately 4:05 am CT. The ISS Commander was stationed at the Robotic Work Station (RWS), monitored the release of Dragon, and commanded the first two separation burns. The Dragon vehicle splashed down in the Pacific Ocean off the coast of California at approximately 09:42 am CT. Once the Dragon vehicle has been recovered, the time critical science samples will be delivered to principle investigators for analysis.

Completed Task List Activities:

EVA METOX Photos (GMT 006)

EVA METOX Regen Cleaning (GMT 006)

WHC COT Wanted Poster (GMT 006)

Dragon Cargo Ops Transfer (GMT 006)

Columbus Deck Repack Part 2 and 3 (GMT 006)

EVA Airlock Unstow (GMT 006)

Ground Activities:

All activities are complete unless otherwise noted.



Payload Operations Support

SSRMS Dragon unberth & release

Tuesday, 1/7 (GMT 007) –Off Duty

Payloads:



No payload activities

Systems:

Dragon RWS release/monitoring

Dragon vestibule N2 MPEV close

Dragon CCP de-route

Wednesday, 1/8 (GMT 008)

Payloads:



RADIN2 – Dosimeter (8) retrieval (CSA)

Probiotics Saliva and Questionnaire (JAXA)

CBEF-L Plant Experiment Install (JAXA)

Mouse Habitat Food Prep (JAXA)

SAIBO CO2 QD removal (JAXA)

JAXA Colloidal Clusters Sample Container in FROST (JAXA)

Food Acceptability (NASA)

Rodent-LSG Clean (NASA)

HRF-Saliva Setup (NASA)

CIR manifold 4 bottle exchange (Joint)

Systems:

RWS teardown

CUCU deactivation

EVA procedure review

EVA procedure conference

EVA DOUG review

EVA tool config

Vision Test Ethernet cable deploy

Thursday, 1/9 (GMT 009)

Payloads:



CBEF-L Plant Experiment Unit Removal (JAXA)

CBEF-L Mouse Habitat Reconfig (JAXA)

Mouse habitat Unit OBT (JAXA)

AWP Data Downlink (NASA)

Confined Combustion Ops (NASA)

Standard Measures Saliva collect (NASA)

Systems:

EVA EMU Resize

EVA SAFER C/O

EVA REBA

EVA Tool Config

EVA BSA Ops

EVA LLB Ops

EVA Airlock Stow

EVA LLB/Metox Install

HMS AED Inspect

Vision Testing

Columbus SW Load

X2R18 PCS and Z-book

X2R18 PCS and Z-book Stow

Today’s Planned Activities:

All activities are complete unless otherwise noted.

