Updated: June 17, 2020

What’s happening now? Upcoming work includes landscaping installation, striping and channelization along NW Market St, NW Locks Pl and NW 54th St. Crews will continue curb, ADA ramp, sidewalk and electrical work on the southeast corner of the 28th Ave NW and NW Market St intersection. Over the next few weeks, crews will begin worksite inspection and wrap-up work. General work hours are 7 AM to 6 PM on weekdays, and 7 AM to 6 PM on weekends. Previous work Over the past few weeks, crews continued with curb, ADA, sidewalk and electrical work on the corners of the 24th Ave NW and NW Market St intersection and the 28th Ave NW and NW Market St intersection. Crews also completed signal work at the 32nd Ave NW and NW 54th St intersection, completed pole foundation demolition and removal on both sides of NW Market ST, patched sidewalks and began landscape installation. Please see the map and text below for information about detours currently in place. General project detour information There are traffic changes in effect on NW Market St and NW 54th St, between 30th Ave NW and 32nd Ave NW:



People on bikes should merge with general traffic when riding through the work area.

Please remember to share the sidewalk and the road with pedestrians and cyclists and practice appropriate social distancing measures.

We anticipate these traffic changes to be in place through summer 2020. Please refer to the city parking map for alternate parking options. What to expect during construction Typical work hours from 7 AM to 6 PM, Monday through Friday and 7 AM to 6PM on weekends

Crews may work some nights and weekends to minimize impacts to traffic during weekday commute times

On-street parking and lane restrictions near work locations

Temporary sidewalk and crosswalk closures with signed detours

Noise, dust, concrete odors, and vibration

Access to businesses and residences will remain open, driveway restrictions will apply For the latest project construction updates, see our construction email update archive.

Overview

The Ballard Multimodal corridor will proceed in 3 phases (the Market Phase, the Shilshole Phase, and the 45th Phase). The work includes several transportation projects along NW Market St and Shilshole Ave NW, including:

Roadway paving

Signal improvements

New transit poles

New sidewalks

Storm drainage

The Burke-Gilman Trail Missing Link

The Map below shows the three phases of the Ballard Multimodal corridor.





Construction on the Market phase of the corridor (between the Ballard Locks and 24th Ave NW) has begun and will continue through the year. If you’d like to learn more about the design process, visit our project library below to review 95% design documents, event summaries, and the full Design Phase Outreach Summary.

Transportation investments included in the Ballard Multimodal Corridor Project were developed in consultation with the community and evolved from initial conversations about the Burke-Gilman Trail Missing Link Project. Improvements identified by trail users, truck drivers, the industrial community, and nearby neighbors identified opportunities to design a complete, multimodal corridor along the Ship Canal between the Ballard Locks and 11th Ave NW.

These improvements include new pavement on some roadways, driveway enhancements, new signals, new utility and drainage infrastructure, and enhanced pedestrian infrastructure. Design of the Ballard Multimodal Corridor improvements recognize the importance of Ballard’s manufacturing and industrial community and will maintain truck and freight access to the industrial and water-dependent businesses adjacent to the corridor.

Taking a big-picture look at the full extent of the corridor during the design phase for the Missing Link also helped identify opportunities to partner with other projects and agencies to be more efficient with public funding. Packaging projects in the same area together can help us get them done more quickly and reduce construction impacts on travelers and nearby properties.

History of the Burke-Gilman Trail Project

The Burke-Gilman Trail is a regional, mixed-use facility that runs east from Golden Gardens Park in Seattle to the Sammamish River Trail in Bothell. The 20-mile trail serves as a major transportation corridor for commuters and recreational users. The trail is complete except for a 1.4-mile segment through the Ballard neighborhood, known as the "Missing Link." The Missing Link has been included in the City's comprehensive plan since the early 1990s and is identified as one of the City of Seattle's top-rated trail priorities in the 2014 Bicycle Master Plan. The City is devoted to completing the Missing Link fulfill its commitment to the community and to be most efficient with taxpayer dollars.

Throughout the environmental review process, SDOT sought input from the community on potential routes and impacts through events and formal comment periods. Commenters on the Missing Link Project's Draft Environmental Impact Statement (EIS) expressed a strong preference for placing the route along Shilshole Ave NW. Of the over 4,400 comments received on the Draft EIS, 77% noted preference for the Shilshole South Alternative. However, a number of comments expressed concerns over placing the trail in front of the industrial and water-dependent businesses along the Shilshole corridor.

To inform SDOT's selection of a preferred corridor, SDOT further consulted with the local maritime, industrial, freight, bicycle, and pedestrian communities to select the Preferred Alternative, a combination of the Shilshole South and Shilshole North Alternatives. To learn more, read the project's frequently asked questions and answers.

Completing the Burke-Gilman Trail will create a complete and predictable corridor that enhances safety for pedestrians, trucks, bicycles, and cars.

Conversations with stakeholders, property owners, and business owners during design of the Missing Link highlighted many opportunities to partner with other agencies and enhance streets adjacent to the trail.

Public Involvement

To ensure the Ballard Multimodal Corridor was designed safely and in a way that worked for all users, the project team worked with many stakeholders, including local workers and freight drivers, property and business owners, trail users, and members of the industrial and maritime communities.

The Burke-Gilman Trail Missing Link and other multimodal improvements went through extensive environmental review that provided the community with many opportunities to learn more about potential route options and submit comments. In addition to outreach to key stakeholders and community groups throughout the environmental phase, public open houses were held in 2013, 2015, and 2016 to solicit input from the broader community on the Missing Link Project.

Design Advisory Committee

Throughout the design of the Ballard Multimodal and Missing Link Corridor, SDOT convened a Design Advisory Committee (DAC) to bring additional stakeholder perspectives. The DAC was convened following the completion of the final environmental review and the City's selection of a preferred route. DAC members met between May 2017 - September 2018 to provide feedback on SDOT's preferred alignment to improve trail design and balance the safety and needs of all users.

For more information, see the DAC work plan and Business Owner Workshops.

Property and Business Owner Workshops

In late June and early July 2017, the SDOT design team hosted workshops for business and property owners adjacent to the trail. SDOT held a follow-up workshop in late September 2017 to review the input received at previous workshops and to highlight changes implemented based on property and business owners' feedback.

The Project History documents much of the public involvement associated with the Missing Link, including past reports and designs.

Anticipated Construction Timeline

2019 - 2020

Construction of the Ballard Multimodal Corridor improvements are anticipated to be completed in three phases. The Market Phase includes segments of the corridor that run along NW 54th St and NW Market St. The Shilshole Phase includes segments of the corridor along Shilshole Ave NW. The 45th Phase includes segments of the corridor along Shilshole Ave NW and NW 45th St.

Market Phase: NW 54th St and NW Market St Q1 2019 Pre-construction (Completed) Q2 2019 - Q2 2020 Construction Shilshole Phase: Shilshole Ave NW Q1 2019 – Q2 2019 Design (Completed) Q3 2019 and Q2 2020 Pre-construction Q3 2020 – Q4 2020 Construction 45th Phase: Parts of Shilshole Ave NW and NW 45th St Q1 2019 – Q2 2019 Design (Completed) Q3 2019 and Q2 2020 Pre-construction Q3 2020 – Q4 2020 Construction

Construction on the complete Ballard Multimodal Corridor is anticipated to be completed in late 2020.

Project Cost

As we heard more from the community during the design of the Missing Link, the project evolved into a full multimodal corridor that improves access and predictability for many different corridor users. This provided the opportunity to partner with other projects and be as efficient as possible with taxpayer dollars.

The Missing Link and other Ballard Multimodal Corridor improvements are anticipated to cost approximately $26.4 million. Of the $26.4 million, approximately $7.2 million is dedicated to constructing the trail extension. The remainder of the expected costs will cover other corridor improvements including expedited street paving along Market St (originally pat of the Market St RapidRide project), new traffic signals on Shilshole, updated Metro trolley infrastructure, improved pedestrian crosswalks and sidewalks, a new access road, utility and railroad improvements, and new stormwater infrastructure. Funding for the additional scope elements come from a variety of partnerships and programs. A summary of the budget and funding sources can be found here. In addition to these costs, approximately $2.75 million was spent to conduct the environmental review and prepare the Environmental Impact Statement.

Funding sources SDOT sources $22,627,765 Burke-Gilman Trail $16,227,765 Asphalt and Concrete (roadway paving) $5,000,000 New Sidewalks $1,000,000 Vision Zero $200,000 Bicycle Master Plan $200,000 External sources $3,772,322 King County Metro $2,380,675 Seattle City Light $1,082,927 Other $233,720 Seattle Public Utilities $75,000 Total Funding $26,400,087

Environmental Review

The Final Environmental Impact Statement (FEIS) was published on May 25, 2017.

Upon further evaluation of the merits of each alternative, and in consideration of the public comments received and additional studies conducted after publishing the Draft Environmental Impact Statement (Draft EIS), SDOT developed a Preferred Alternative. From the Ballard Locks, the Preferred Alternative route travels:

Along the south side of NW 54th St and NW Market St to 24th Ave NW, where it turns onto Shilshole Ave NW

Along the south side of Shilshole Ave NW to NW 45th St

Along the south side of NW 45th St to 11th Ave NW

The Seattle Department of Transportation (SDOT) completed a Final Environmental Impact Statement (FEIS) in May 2017 to discuss the potential significant environmental impacts of the Missing Link Project, which was appealed by a coalition of Ballard businesses, labor, and industry groups. On January 31, 2018, the Seattle Hearing Examiner held that the Missing Link FEIS was adequate. The coalition challenged the Hearing Examiner's decision in King County Superior Court. On December 21, 2018, that Court issued an order holding that although the FEIS was adequate in nearly all respects, it failed to "adequately disclose adverse economic impacts associated with the potential risks from vehicle to bicycle/pedestrian traffic conflicts." The Court held that the FEIS did adequately disclose some economic impacts, including those related to property values and impacts to businesses from potential delays in delivery of products.

To address the issues identified by the King County Superior Court, SDOT completed additional environmental review of the possible economic impacts associated with the potential risks from vehicle to bicycle/pedestrian traffic conflicts related to the Missing Link Project. This analysis is an addendum to the FEIS for the Missing Link Project, including Technical Appendix E: Economic Considerations Report, published on May 25, 2017. This SEPA Addendum and information referenced therein add analysis or information to the FEIS but do not substantially change the analysis of the potential significant impacts and alternatives or identify any new potential significant impacts from those previously considered.

Review the Final EIS.

Review the Final EIS Addendum.

Printed copies of the Final EIS Executive Summary are available to the public at no charge. Printed copies of the Final EIS, comment responses, and technical appendices are available for purchase by calling (206) 684-5000 or emailing BGT_MissingLink@seattle.gov.

See Project History for more background on the environmental review process.

Materials

Ballard Multimodal Corridor Construction Updates

Public Drop-in Session (May 7,2019)

Ballard Multimodal Corridor Design Phase Documents

Burke-Gilman Trail Missing Link Design Advisory Committee (DAC)

Design Phase Property Owner, Business Owner, and Public Events

Design phase outreach

Conceptual Design Segment Workshop series for adjacent property and business owners

Conceptual Design Outreach (July 2017)

Schematic Design Outreach (October 2017)