Copay Internal testing ( functional and performance ) is expected to continue for next two weeks. Expected production release late April 2018.

Internal testing ( functional and performance ) is expected to continue for next two weeks. Expected production release late April 2018. Current target of the UX/UI PoC team is to prepare next version of “contact management “ feature video demo to be presented to public. The goal is also to collect requirements for Evolution Wallet ver. 1

team is to prepare next version of “contact management “ feature video demo to be presented to public. The goal is also to collect requirements for Evolution Wallet ver. 1 Final decision regarding re-branding is made. A new logo design provided by Tharp&Clark will be the new Dash logo. DCG decision regarding the future website(s) will be made based on the proposal provided by external vendor.

For Core: Preparations for 12.3 release have been started. Transition from Trac is in progress and Trac is about to be deprecated.

Preparations for 12.3 release have been started. Transition from Trac is in progress and Trac is about to be deprecated. DAPI/SDK : New version of bitcore-lib, bitcore-node and insight in preparation. Removed some tech debt and improved CI testing on bitcore-lib (from bitcore-build / gulp to webpack). Quorum Data flow / sig flow and bloom filters still in progress.

: New version of bitcore-lib, bitcore-node and insight in preparation. Removed some tech debt and improved CI testing on bitcore-lib (from bitcore-build / gulp to webpack). Quorum Data flow / sig flow and bloom filters still in progress. DashDrive team implemented storage layer (IPFS): adding and syncing ST Packets between DashDrive nodes, keeping sync state, handling blockchain reorg and initial sync.

team implemented storage layer (IPFS): adding and syncing ST Packets between DashDrive nodes, keeping sync state, handling blockchain reorg and initial sync. Mobile: iOS Dashwallet - Released NFC on iOS, no hiccups. DashControl App (1.0 iOS version): MVP will be sent to testers next week.

iOS Dashwallet - Released NFC on iOS, no hiccups. DashControl App (1.0 iOS version): MVP will be sent to testers next week. Mobile: Android Dash Wallet: Issue with Google Play Account resolved. Android Dash Wallet: Uphold integration in buy Portal is planned to be sent to QA this week.

Dear Masternode Network and Community Members,This is to share with you the latest project portfolio report (from the last week, published with a delay due to my personal schedule issues).Here are some comments from the report:To make it available for the broader audience, I am attaching the report to this post and also sharing through our Confluence platform under the following link: https://dashpay.atlassian.net/wiki/...018-04-04 Project Portfolio Report.pdf?api=v2 Thank youRobert Wiecko