When creating and grooming a backlog in an agile project, it may come as no surprise that there is a constant need to manage it throughout the product’s lifetime. Common expectations from those who come from the waterfall mindset, is that you would just set up a backlog and the rest should take care of itself. But as you will eventually find out, you must identify backlog item dependencies.

The reality is that the moment you create the first backlog item, metaphorically it becomes a living organism. Many may think that the most challenging part of the backlog item, would be to fully define and estimate it. It certainly is one the earliest challenges in the backlog definition phase. However, it is important to consider, that with each additional backlog item that is created, there is an increasing need to consider inter-dependencies between all items. Not a daunting task if your list is limited to 10 or 20 items, but what about a typical project where there are over 50, 100, or more items.

Without putting the carriage before the horse, it is important to consider those backlog item dependencies initially with a backlog roadmap. Then it is also necessary to make it an absolutely regular activity to take on when backlog grooming. Below we identify the many reasons why backlog item dependencies need to be identified and linked to their co-dependent items.

1. Reduced Overall Project Risk

One of the main reasons why projects fail, is that there is no planning or overview of a roadmap before starting. Certainly, an agile project will prevent most of that with the regular sprint iterations and planning that happens before each is ready to start. However, what we are referring to here is more about consideration of what needs to be built, the moving parts, before all pieces of software or product can be put together. As an example, you can work on the roof of a house long before the house is actually built, but you eventually need to know that you need to build the foundation and structure before you will get to the roof installation. Further to that, you would need to identify the structural specifications (dependencies) to know that the roof will fit when the time comes to finalizing the house.

2. Value-added Efficiencies in Process Workflow

When your project is in mid flight, the last thing you want to get stuck with is realizing you just randomly selected some backlog items that don’t make sense to be in the current sprint. In the worst of cases, you would likely just leave it out as part of the grooming process. But on the other end, you would want to avoid idle time mid-sprint realizing that there were a lot of items that could’ve, should’ve, or shouldn’t have been there to begin with.

3. Facilitation of Priorities

As you identify dependencies early on in the project, the priority of all backlog items naturally present themselves. Like a seemless puzzle being put together from top to bottom, relating backlog items to see if there are or aren’t dependencies is tedious at first, but it becomes easier to balance as the software or product is being built.

4. Early Elimination of Blockers and Time Wasted

On a day-to-day process, through scrums and standups, a well groomed backlog allows for all team members to avoid getting stuck on blockers. Some blockers are inevitable based on the circumstances of the development process. But there can easily be blockers present on some aspect that could have easily been prevented, i.e. environment availability for a developer who would like to commit their code. Some blockers can have workarounds, but inevitably, the longer it is blocked, the more likely there will be time waste later on.

5. Proactive Conflict Resolution within Teams

When the teams gets to see the benefits of dependency identification, they will go on to assure there is regular backlog grooming almost intuitively. Each member’s best interests will gear toward pro-activity so that there is the least amount of conflict. Further to this, the team will be better prepared to resolve conflict should there be at any point. This is mainly a result of “lessened” levels of conflict.

6. Increased Morale within Teams

As a direct result of lessened conflict, there will be heightened synergy among teams. They will have a higher tendency to gel together and get along. Effectively, this will prevent turnover and burnout with members of the team. Low turnover means that the team stays intact over long periods of time, and they benefit from not only being at the performing stage of team synergy, but also from the experience of working together for long periods of time. This benefit is irreplaceable and highly valuable.

Keeping an up-to-date backlog certainly has it’s benefits, but as we can see, keeping specifications up to date is not necessarily all about updating scope or tasks, but also continuously identifying how they are all tied together.

[Image courtesy of tigger11th at FreeDigitalPhotos.net]

Related

This work is licensed under a Creative Commons Attribution 4.0 International License.